tw bullets 1 / 19 capacity marketing - tw completed two new long - term index - to - index transportation contracts this week . dynegy executed 35 , 000 mmbtu / d for calendar year 2003 from san juan to the california border and calpine signed up for 14 , 000 mmbtu / d under similar terms . in addition , dynegy executed two short term index - to - index contracts ; one month , 13 , 500 mmbtu / d for november 2001 , and 21 , 500 mmbtu / d for november - december 2002 . both short term deals are from san juan to california . hedges have been established on all the contracts to minimize tw ' s price exposure to the market indexes . in addition , bp / amoco purchased two packages of space at max rates on the ignacio to blanco route . they purchased 55 , 000 mmbtu / d for calendar 2002 and 20 , 000 mmbtu / d for 2003 . with the exception of a small package of permian to cal . border in november 2001 , all available firm transportation flowing west has now been soldout on tw through the end of 2003 . exxon / nalco enerflow - attended the exxon presentation to operations this week on the proposed project to inject a drag reducing agent into several segments along tw ' s system . potential benefits include increasing our westward volume capacity by 5 % , enhanced compressor efficiencies , and increased corrosion protection . however , we are still waiting on the final results of the nng cunningham test segment . due to contamination issues on the mainline , we will likely begin by coating the 96 miles of san juan lateral pipe sometime before the second quarter . transcolorado - tc is evaluating outsourcing its entire back office operations ( legal , regulatory , accounting , etc . ) plus its marketing requirements to a third party provider . ets has prepared a draft qualification statement to be submitted by january 24 . transcolorado hopes to complete the transaction by late february . project mckinley ( cal border peak shaving ) - attended the marketing / operations meeting in long beach this week to discuss the potential of injecting natural gas liquids into tw ' s system to increase the btu content of gas going into california . this project has numerous logistic details to be worked not the least of which is where to site the injection point either upstream or downstream of needles . other issues include railroad siding , ngl storage tanks , and possible contamination of downstream facilities . a follow - up meeting is planned for the end of january . enron online - tw marketing representatives attended enron online training this week as we prepare to roll out capacity deals on the east end of tw ' s system . the plan is to begin selling by february 1 three to five packages per day of 5 , 000 - 10 , 000 mmbtu / d . as market demand picks up , we will expand the offerings . el paso field services - the new interconnect with epfs in eddy county , nm is behind schedule . we had previously committed to have tw ' s facilities finished by january 1 , 2001 . on january 18 , epfs notified us that tw has quite a bit of work left to do before gas can flow . ( among other things , the row has not yet been secured from the blm in order for the electric poles to be installed ) .