gtv project weekly status update please find below the weekly status update for gtv and the attached file for the updated project timelines . please note that the status meeting was held on thursday this week , instead of monday . changes are underlined . gtv status meeting attendees : nayan dattani , bill fortney , jeff gossett , george grant , jay krish , russ severson , zhiyong wei , francis lim , brad jones , jeremy wong . accomplishments : ? gtv 2 phase 1 items o released to production . ? saving different views in tds : o released to production . ? capability for desk roll - ups on an ad hoc basis ( phase 2 , on hold since 7 / 9 / 01 ) : o new process for roll - up aggregators has been completed . ? option grid ( phase 2 ) : o released to production . ? gas daily options ( phase 2 ) : o released to production . ? basis options ( phase 2 ) : o development of deal entry type for basis options has been completed in tagg . o development of loading correlation curves has been completed . o changes to the translator have been completed . o development of portcalc valuation of basis spread options completed . ? options reports o completed development of vega p & l , vega sensitivity , and delta position reports . o completed development of curve shift report . ? transport deal capture & valuation ( phase 2 ) : o creation of new deal entry type & database changes has been completed . o changes to the translator have been completed . o completed development of portcalc to value transport deals . o completed unit testing of portcalc to value transport deals , including gas daily spread option . ? add more information to the drill - down deal details . o released to production . ? new flexible deal viewer . o database schema design completed . o initial load of active deals from sitara completed . o tibco work completed . o units of measure conversions completed . o update of active deals from sitara completed . o development of query engine completed . o development of delphi feed to excel completed . o schema mapping completed . o initial loading of active deals from tagg completed . o 3 new requests ( from last wednesday ' s demo ) for update server completed . o completed development of excel vb . o completed remaining new request for update server ( sic codes ) . o completed development of update of active deals from tagg . o completed development of requested enhancements of flexible deal viewer and sitara . ? screening volume feedback in tds deal ticker . o released to production . ? implementing tds in calgary office o put on hold since 10 / 23 / 01 . ? investigate ways of improving eol bridging to sitara and tagg for term physical deals . o on going maintenance . plans for the week ending 11 / 09 / 01 : ? continue it development of phase ii issues . o continue user acceptance testing of basis options . o complete development of option reports . ? new flexible deal viewer . o continue user acceptance testing . issues : ? none . notes ? there will be some enhancements to tds to fix some issues discussed in the status meeting . thanks zhiyong