You are the project manager of the NHQ Project. You have created the project network diagram as shown in the figure: You are concerned about a risk on Activity G that if it happens will delay the project by four days. You would like to utilize float for Activity G. How much float is available for Activity G to help offset the risk event?
A. Five days
B. Four days
C. Eleven days
D. Zero
Answer:D
You are the project manager of the NHQ Project. You have created the project network diagram as shown in the figure: You are concerned about a risk on Activity G that if it happens will delay the project by four days. You would like to utilize float for Activity G. How much float is available for Activity G to help offset the risk event?
A. Five days B. Four days C. Eleven days D. Zero