Which of the following durations should Sally report to the project sponsor?
A. 6 days
B. 10 days
C. 22 days
D. Cannot be determined
Answer:C
Which of the following durations should Sally report to the project sponsor?
A. 6 days B. 10 days C. 22 days D. Cannot be determined
Explanation: In project management, a critical path is the sequence of activities, which add up to the longest overall duration, regardless if that longest duration has float or not. In this case, the path Start-D-E-F-G-Finish has the longest duration and is the critical path. Based on what is known so far, it is the minimum project duration. Therefore, Sally should report 22 days to the project sponsor.