between the parties on 21.07.2017 of 50 MW each. The wind power generation units which were subject matter of the 4 PPAs were located in the same vicinity as in case of the 5th PPA. This appeal and impugned order relates only to the 5th PPA. WFRPL has not been able to operationalise this PPA by commissioning the wind power generation units. The four other PPAs have been operationised. 11. We have on record the letters of WFRPL, dated 25.03.2019, stating that the project was at an advance stage of completion and WFRPL shall be able to commission the project on or before 31.05.2019, subject to readiness of evacuation system. By another letter dated 25.04.2019 written by WFRPL, they had stated that the evacuation systems have been made ready for power evacuation with effect from 14.04.2019. 11Further, WFRPL shall be able to operationalise and commission the 5th power station by 30.06.2019. However, as accepted before us by WFRPL, the 5th power generation unit has not been operationalised