projects were granted. As per Clause 2(c) of the said letter, the wind power projects shall be granted extension in scheduled commissioning of the project for a period equal to 60 days, subsequent to operationalisation of LTA. This is the additional time to be provided to the 18 “SCOD”, for short. 19 “LoA”, for short. 20 “LTA”, for short. 9generator/developer to complete the commissioning activities after the inter-state transmission system is ready. 5. It is conceded before us by the appellant that WFRPL would be entitled to extension of the commissioning date till 13.06.2019 on account of the period of 60 days, as stipulated in the letter dated 22.10.2019. Accordingly, the additional time allowed with payment of liquidated damages and the reduction of tariff and the maximum period allowed for commissioning, that is, 9 months and 27 months from the date of issue of LoA, will be computed. 6. WFRPL had approached the Central Electricity Regulatory Commission21, New Delhi, with the