transmission system is ready. 5. It is conceded before us by the appellant that WFRPL would be entitled to extension of the commissioning date till 13.06.2019 on account of the period of 60 days, as stipulated in the letter dated 22.10.2019. Accordingly, the additional time allowed with payment of liquidated damages and the reduction of tariff and the maximum period allowed for commissioning, that is, 9 months and 27 months from the 10 “LTA”, for short. 3date of issue of LoA, will be computed. 6. WFRPL had approached the Central Electricity Regulatory Commission11, New Delhi, with the assertion that they were not informed about the commissioning of the LTA by the appellant till 22.11.2019. Not being aware as to the date of operationalisation of the LTA, WFRPL contended that they should be granted extension of time by 132 days, that is till 21.11.2019. 7. The CERC, by its order dated 08.03.2021, accepted the contention of WFRPL. Accordingly, the revised scheduled date of commissioning