entitled to an additional time with liquidated damages and reduction in tariff of upto 9 months, that is till 05.07.2019. The commissioning deadline or maximum period allowed for commissioning was 27 months from the date of LoA. Thus, the maximum period allowed for commissioning was till 05.07.2019. 3. It is an accepted and admitted position that the inter-state transmission licensee – Power Grid Corporation of India Limited was unable to operationalise the Long Term Access20, which was required and necessary to implement and comply with the PPAs. The LTA was subsequently operationalised on 14.04.2019. 4. In terms of the letter dated 22.10.2019 issued by the Ministry of New & Renewable Energy, Government of India certain concessions and extension of milestones in wind power projects were granted. As per Clause 2(c) of the said letter, the wind power projects shall be granted extension in scheduled commissioning of the project for a period equal to 60 days, subsequent to