for commissioning, that is, 9 months and 27 months from the date of issue of LoA, will be computed. 6. WFRPL had approached the Central Electricity Regulatory Commission21, New Delhi, with the assertion that they were not informed about the commissioning of the LTA by the appellant till 22.11.2019. Not being aware as to the date of operationalisation of the LTA, WFRPL contended that they should be granted extension of time by 132 days, that is till 21.11.2019. 7. The CERC, by its order dated 08.03.2021, accepted the contention of WFRPL. Accordingly, the revised scheduled date of commissioning was pushed to 23.10.2019. This order was accepted by the appellant - SECI. The effect thereof would be that the additional time of 9 months allowed after the scheduled date with liquidated damages and reduction of tariff and the last date of the maximum period allowed for commissioning, that is, 27 months from the date of the LoA, will accordingly be computed. 21 “CERC”, for short. 108. WFRPL,