stating that the project was at an advance stage of completion and WFRPL shall be able to commission the project on or before 31.05.2019, subject to readiness of evacuation system. By another letter dated 25.04.2019 written by IWISL, the parent concern of WFRPL, IWISL had stated that the evacuation systems have been made ready for power evacuation with effect from 14.04.2019. Further, IWISL had stated that WFRPL shall be able to operationalise and commission the 5th power station by 30.06.2019. However, as accepted before us by WFRPL, the 5th power generation unit has not been operationalised even today. 12. Even otherwise, once WFRPL became aware and had knowledge that LTA was functional, and they had been granted benefit of 60 days in terms of the letter dated 22.10.2019 and 132 days in terms of the order of the CERC, the direction that the period of 132 days shall commence from the date the 5APTEL order is irrational. The objective and purpose of timelines is to ensure early supply