The construction of LHC was approved in 1995 with a budget of SFr 2.6bn, with another SFr 210M toward the experiments. However, cost overruns, estimated in a major review in 2001 at around SFr 480M for the accelerator, and SFr 50M for the experiments, along with a reduction in CERN's budget, pushed the completion date from 2005 to April 2007. The superconducting magnets were responsible for SFr 180M of the cost increase. There were also further costs and delays owing to engineering difficulties encountered while building the cavern for the Compact Muon Solenoid, and also due to magnet supports which were insufficiently strongly designed and failed their initial testing (2007) and damage from a magnet quench and liquid helium escape (inaugural testing, 2008) "(see: Construction accidents and delays)". Because electricity costs are lower during the summer, the LHC normally does not operate over the winter months, although exceptions over the 2009/10 and 2012/2013 winters were made to make up for the 2008 start-up delays and to improve precision of measurements of the new particle discovered in 2012, respectively.