The station renovation was started in 2010 and was to be completed by 2016, with a new elevator entrance and rebuilt, widened mezzanine corridors. However, delays abounded, including the fact that the new Main Street exit was delayed, having been pushed back from August 2012, to October 2013, and then again to March 2014; lead paint needed to be removed, costing $300,000; and plans were changed during construction, costing $1.7 million. The opening of the new Main Street exit was subsequently pushed forward to February 2014, then back again to May 2014 with elevator work to begin after the new entrance opened; the elevator was to be complete by late 2014 or early 2015. A new staircase entrance, on the northwest corner of Queens Boulevard and Main Street, was opened in December 2014. In May 2017, officials opened the new elevator entrance, which is next to the staircase entrance that opened in December 2014. The elevator runs only between the street and mezzanine with no additional elevators or ramps to the platforms, so it is not ADA-accessible.