In August 1936, tracks were installed all the way to 178th Street, and the stations to Union Turnpike were completed. However, the stops to the east, including Van Wyck Boulevard, still needed to be tiled and did not have stairways, turnstiles and lighting installed. Two additional contracts remained to be put up for bid, both the results of last minute changes; one such contract involved moving the eastern terminal from 178th to 169th Street. In addition, a new tunnel roof and new side supports had to be constructed. A extension from Roosevelt Avenue to Kew Gardens opened on December 31, 1936. In March 1937, the extension to 169th Street was expected to be opened on May 1, requiring work to be finished by April 3, and fully approved and tested by April 20. As of this point, minor station work remained, including the installation of light bulbs, with the only major work left to be completed being the final of track in the 169th Street terminal.