After the suspender wires had been placed, workers began erecting steel crossbeams to support the roadway as part of the bridge's overall superstructure. Construction started on the superstructure in March 1879, but, as with the cables, the trustees initially disagreed on whether the steel superstructure should be made of Bessemer or crucible steel. That July, the trustees decided to award a contract for of Bessemer steel to the Edgemoor (or Edge Moor) Iron Works, based in Philadelphia, to be delivered by 1880. The trustees later passed another resolution for another of Bessemer steel. However, by February 1880 the steel deliveries had not started. That October, the bridge trustees questioned Edgemoor's president about the delay in steel deliveries. Despite Edgemoor's assurances that the contract would be fulfilled, the deliveries still had not been completed by November 1881. Brooklyn mayor Seth Low, who became part of the board of trustees in 1882, became the chairman of a committee tasked to investigate Edgemoor's failure to fulfill the contract. When questioned, Edgemoor's president stated that the delays were the fault of another contractor, the Cambria Iron Company, who was manufacturing the eyebars for the bridge trusses; at that point, the contract was supposed to be complete by October 1882.