Story points define the effort in a time-box, so they do not change with time. For instance, in one hour an individual can walk, run, or climb, but the effort expended is clearly different. The gap progression between the terms in the Fibonacci sequence encourages the team to deliver carefully considered estimates. Estimates of 1, 2 or 3 imply similar efforts (1 being trivial), but if the team estimates an 8 or 13 (or higher), the impact on both delivery and budget can be significant. The value of using story points is that the team can reuse them by comparing similar work from previous sprints, but it should be recognized that estimates are relative to that team. For example, an estimate of 5 for one team could be a 2 for another comprising of more experienced developers with higher capability.