The adjacent figure shows a work breakdown structure construction technique that demonstrates the 100% rule and the "progressive elaboration" technique. At WBS Level 1 it shows 100 units of work as the total scope of a project to design and build a custom bicycle. At WBS Level 2, the 100 units are divided into seven elements. The number of units allocated to each element of work can be based on effort or cost; it is not an estimate of task duration.