A significant retaining wall malfunction delayed the construction of the soccer/football field, as it had to be rebuilt. The manufacturer said that the wrong type of stones had been chosen for the wall, meaning all retaining walls on the campus had to be taken down and rebuilt. This set the field projects back several months. The wall was finally completed in October 2006. The company which installed the wall and provided the stones paid for the damages. The upper field contains an artificial turf baseball field and the lower contains a six-lane track and an artificial turf lacrosse/soccer/football field. Because of the new field space, girls' lacrosse was started in 2007 at the JV level. The baseball field, complete with stands, backstop, and sliding-dirt cutouts, was completed in mid-October 2006, while the soccer/football field wasn't complete until the spring of 2007, and the track wasn't complete until July 2007.