Construction lasted until 2013. In the spring of that year it was estimated that the renovations would be complete by December. In April, the TTC announced an opinion survey which gave riders three options, continue with the current schedule, speed up renovations by three months by closing the station over six consecutive weekends, or speed up renovations by closing the station for 12 consecutive days. The results were that out of 2,842 respondents, most preferred the third option. The TTC announced that the closure would happen between August 19–30. The closure was originally scheduled for June 15–26, but a strike by the Terrazzo, Tile and Marble Guild of Ontario made it necessary to postpone the closure until the labour dispute was resolved.