It proposes a method of schedule generation where all tasks are estimated at a reasonable time for completion. This would be a time estimate that would give the resource a 50%-60% chance of completing the task on time. The theory being that one task may take less than its estimated time but another may take more - on the average evening out. Since there is no safety, the conditions above that cause misuse of time on the task do not exist.