A Project Management Oversight Committee report released in mid-2017 reported ten months of delays in construction, pushing back the date of service as late as December 10, 2019. The $76 million contingency fund may be used to expedite completion. The delays were attributed to work on the Chinatown station. In December 2017, Tutor Perini (TPC) circulated a report predicting a fifteen-month delay past December 2019 due to circumstances beyond their control, including hard rock and required utility relocations. TPC is liable for penalties of up to $50,000 per day for late completion beyond December 2019.