Recognizing that tasks are more likely to take more time than less time due to Parkinson's law, Student syndrome, or other reasons, CCPM uses "buffers" to monitor project schedule and financial performance. The "extra" duration of each task on the critical chain—the difference between the "safe" durations and the 50% durations—is gathered in a buffer at the end of the project. In the same way, buffers are gathered at the end of each sequence of tasks that feed into the critical chain. The date at the end of the project buffer is given to external stakeholders as the delivery date. Finally, a baseline is established, which enables financial monitoring of the project.