A goods only, horse drawn operation was envisaged at this stage on the "proposed Whittingham Tramway". Prolonged financial negotiations with reluctant land-owners saw two years pass before the final plot of land for the line was acquired. With £10,000 allocated for construction the first sod was cut at Grimsargh in 1887 but work proceeded only with great difficulty. Land slips caused by an exceptionally bad winter of 1887 delayed completion and increased costs. Finally in March 1889, the contractor reported that the permanent way was ready, but the Tramway Committee had to ask for a further £5,000 to complete the works plus purchase a locomotive and two goods vans. Traffic for goods commenced in June 1889.