The problems with the center's construction started in 1982, when it was revealed that there were difficulties in manufacturing the custom parts for the Convention Center's structure. In March 1983, officials stated that the Convention Center was facing cost overruns of at least $16.8 million. The next month, officials announced that the cost overruns had risen to between $25 million and $50 million, and that the center's opening had been postponed to at least 1985. In order to reduce the delay, workers were ordered to speed up construction. Lowery described the delay as "disastrous" for the city, since the delays left the city vulnerable to lawsuits from the hosts of the 141 conventions that were scheduled to be hosted at the Convention Center through the end of 1985.