In September 2020, the Metro Office of Inspector General (OIG) reported that more cracks were discovered in five of the six new stations on the second phase and wants the concrete panels to be replaced before the WMATA Board accepts responsibility and opens the new extension. In light of ongoing issues, as well as budget cuts resulting from declining ridership caused by the COVID-19 pandemic, Metro pushed back the opening of the Phase 2 extension first to July 2021, and on December 15, 2020 to Fall of 2021.