On March 19, 2014, MWAA announced additional delays in the project due to public address speakers and a communications cable that did not meet code and did not offer a new completion date. They hoped to turn it over to WMATA by April 9, 2014. WMATA requires an additional 90 days for testing and training. The system then underwent 90 days of testing and staff training. This suggested, at the time, that the line could open as early as July 4, 2014. On May 27, 2014, WMATA was handed over control of the line, with service to begin "within 90 days". Finally, on June 24, 2014, it was revealed that the official opening date for the first five stations had been set for July 26.