Work began at the barrier site in 1974 and progressed in two phases. The southern piers (9 to 6) were built first, with river traffic diverted to the north side, then traffic routed through the completed southern spans whilst the north side piers (1 to 5) were built. During construction of the piers, precast concrete sills were built in a cofferdam on the north side of the river and floated out and sunk between the piers to form the gate recesses, with access tunnels at the upstream and downstream ends.