A month later, on 22 March 2007, the Army issued a "Stop Work" notice, giving Bell 30 days to present a plan to get the ARH program back on track. Previous estimates for the System Development Demonstration portion of the program had grown from $210 million to over $300 million. Textron, Bell's parent company, notified investors that they could lose $2–4 million on each aircraft under the contract. Bell appealed and received permission to continue development using company funds until the notice was resolved. On 18 May 2007, the Army approved continuation of the ARH program.