In June 1945 it was announced that a new court house would be built in Hughenden in the 1945-1946 financial year with architectural plans drawn up in August 1945. However, it was not until September 1946 that the Executive Council of the Queensland Government approved expenditure of £31,560 for the project. In September 1947, the project stopped because it was determined that the foundations would not support a 2-storey building and that the new court house would have to be redesigned as single-level building. In January 1950, the new plans for the one-storey building were announced and by October that year, the construction was progressing in "leaps and bounds". A shortage of cement appears to have delayed the project until 10,000 tons of cement was imported from England in January 1951. By January 1952, three-quarters of the framing had been completed while the project was suffering from a shortage of skilled labour and the cost having risen to an estimated £60,000. In October 1954 the court house was described as "almost completed", but it was not until 1955 that the court house opened.