Following further disputes and delays, it was reported in March 2010 that Edinburgh Council was considering cancelling the contract with Bilfinger Berger. By June 2010, the project's cost had risen to £600 million. Council project managers were reported to be in crisis talks, considering options including: borrowing £55 million to fund the increased costs; phasing the introduction of the tram line, so that trams would initially run between the airport and Haymarket; and terminating the contract with Bilfinger Berger. The council asked TIE to draw up costs for truncating the line at four places: Haymarket station, York Place, the foot of Leith Walk or Ocean Terminal.