Construction on the light rail system, now named Ion, began in August 2014 and the Stage 1 service was expected to begin in 2017. Most of the rails had been installed by the end of 2016; the maintenance facility and all underground utility work had been completed. The start date of service was postponed to early 2018, and then to December 2018, however, because of delays in the manufacture and delivery of the vehicles by Bombardier Transportation. Bombardier was to deliver all 14 vehicles by December 14; that was postponed to December 2017 and then to June 2018. In April 2018, the planned start of Ion service was postponed to December, and was finally accomplished on June 21, 2019.