special report court justic expenditur build annex build erasmu thoma annex court justic repli pursuant articl subparagraph ec treati content gt tabl gt introduct novemb court justic european commun conclud rental agreement luxembourg administr view bui build annex main build quot palai quot situat kirchberg plateau institut occupi luxembourg administr arrang construct build photo cover total surfac area accord court justic specif requir construct gradual ad respons court justic constantli develop complet work singl build complex accommod court justic staff previous dispers number site expenditur relat construct programm annex quot erasmu quot annex quot thoma quot annex amount total luf million ecu million exclud vat tabl expenditur subject court auditor audit focus construct annex build conclus agreement novemb implement gt pic file quot en ep quot gt tabl construct cost gt tabl gt launch construct programm court justic workload staff expand extent oblig rent offic accommod main build earli onward entrust luxembourg administr task carri behalf construct programm defin piecem year time contract conclud luxembourg administr govern financi arrang programm monitor audit court justic launch proceed construct oper involv long term financi oblig commun submit financi control examin fail inform budgetari author scale plan oper view obtain prior authoris legal financi arrang agre court justic luxembourg administr properti develop wholli own subsidiari constructor made virtual imposs commun exercis technic financi control oper end bear final cost programm organis luxembourg administr abid spirit commun procedur public contract invit tender limit constructor annex chosen mean restrict invit tender procedur tender dai august submit bid build annex annex contract award constructor contract genuin put tender execut occup build condit build construct adapt meet court justic cost work directli affect poor coordin fact court justic power exercis control work extra cost aris put defect caus bad workmanship design execut error expenditur ceil total luf million inclus vat ecu million initi laid law authoris luxembourg administr annex built compli financi budget increas luf million ecu million cover addit work request institut cover work public road remedi bad workmanship cost end born court justic court justic put situat unabl extric septemb agre leas ahead gradual occupi build exact cost financi condit tenanc defin approv parti concern court justic occupi build leas paid luf million ecu million advanc rent payment adjust amount correspond total budgetari appropri budget item quot rent quot court justic financi control grant approv commit propos payment order practic irregular commun financi regul rent paid basi adequ support document case leas agreement time court justic situat rent bui build luxembourg administr express intent set rent level suffici offset construct cost amount paid annex fix basi prior assess involv consult parti concern true cost build accord amount ask luxembourg administr request court justic pass budgetari author amount paid institut result verifi econom paramet appropri thought budgetari author grant agreement view purchas build legal financi aspect agreement sign novemb luxembourg administr court justic luxembourg administr rent annex court justic view purchas european commun agreement expir date european commun ownership build latest revok prior event seat court justic move luxembourg decis basi articl ec treati grave inconsist agreement luxembourg administr undertak sell build time agreement claus derog ordinari law grave damag commun financi interest vagu crucial matter arrang determin check sell price financi arrang made build annex impos court justic oblig borrow grant advantag return ownership build financ formal intermediari luxembourg administr properti develop legal respons bear cost commit enter fact commun financi regul make provis recours borrow order make purchas properti arrang commun posit unabl exercis control financi cost oblig bear amount framework implement agreement novemb commun find oblig bear numer item expenditur relat construct cost build expenditur work build construct link road commun negoti order final obtain exempt vat stipul protocol privileg immun commun final owner build commun pai land price fix agreement fact commun bear burden cost init agre partner rent situat addit justif whatsoev meet cost road construct cost financi cost task determin check construct cost put hand expert cost suppos determin check basi data receiv luxembourg administr case data give adequ inform natur work carri court justic document provid suppli documentari proof addit work amount luf million approxim ecu million expert brought attent construct cost annex control basi calcul made expert exceed initi estim excess ceil fix addit work carri annex tabl document compil date expert justifi financi expens financi revenu book oper remain inadequ check incomplet document give adequ assur cost product calcul correctli financi cost repres cost oper high includ consider charg connect advanc financ oper properti develop audit reveal shortcom check invoic submit properti develop support document addit work allow made costli work materi origin estim view amount involv ecu million risk commun continu bear court justic institut addit inquiri rent palai contrari commit made framework negoti build annex reduc rent main build palai amount equival repay loan build payment full sum due initi rental agreement continu demand palai paid court justic decid suspend payment rent subsequ court justic agre resum pai rent court justic motiv time mere oblig fulfil contractu commit assess accept budgetari term respect total amount rent demand evalu justif attitud result commun bear financi cost amount appropri enter budget indic sound financi manag conclus court justic undertook major properti develop programm order gradual extend premis occupi kirchberg plateau circumst call comment implement programm entrust luxembourg administr adequ inform pass budgetari author financi administr technic condit implement laid contract parti concern implement programm turn subcontract properti develop framework legal financi arrang prove costli arrang accept court justic user build made virtual imposs monitor implement control cost septemb court justic occupi build dispos rental agreement made quot payment account quot build contravent commun financi regul subsequ novemb conclud leas option agreement respect express reserv order uncondit owner build court justic pai market price build site initi suppos made free charg ii task determin sell price build entrust independ expert restrict impos check assur sell price reflect real cost oper iii cost commun suppos pai date enter account charg commun lastli invoic irregular involv signific amount discov necessit addit inquiri court justic ensur commun end pai recommend circumst surround construct acquisit court justic annex graphic illustr problem encount european institut carri build project accord principl legal regular sound financi manag recurr situat avoid mean measur point occas court auditor put commun build polici transpar effici foot consider recommend commun institut obtain prior approv budgetari author embark larg scale build project form take purpos rent leas option acquisit pure annual budgetari approach expenditur build satisfi criteria sound manag induc institut launch build project take suffici long term perspect subsequ confront budgetari author fait accompli order plan properti polici greatest transpar effici creation multiannu invest budget differenti appropri alloc appear indispens commun complet administr technic financi control build project equip legal technic financi mean connect interinstitut commun depart set initi commiss order assist institut defin manag administr technic financi aspect involv control construct project consider amend commun regul order commun financ build programm borrow directli condit transpar cost observ todai respect intermediari financi arrang recours event commun wish except deleg power control project parti water respons risk cost overrun avoid purpos term condit deleg agre advanc repres parti concern contractu basi compli oblig respect compli competit rule commun subject respect respons share phase implement programm laid compulsori contract claus fix price ceil defin meticul condit amend allow place agreement client institut prior approv budgetari author lastli specif case annex court justic main build court justic approach luxembourg administr renegoti aspect agreement caus problem question bear cost work build question provis build site report adopt court auditor luxembourg meet februari court auditor jan karlsson presid term articl agreement novemb term luxembourg authoris law juli june decemb decemb term preambl agreement novemb purpos construct extens luxembourg administr grant properti develop surfac right subsoil respect land build construct order properti develop arrang construct build owner expiri concess contract conclud period year start provision accept build contract stipul ownership build revert luxembourg administr luxembourg administr conclud properti develop leas purchas agreement build provision accept build rent luxembourg administr period year agreement made provis possibl luxembourg administr sublet transfer right price leas purchas fix accord amount loan grant properti develop arrang court justic statu sublesse construct financ mean bank loan grant properti develop term negoti luxembourg administr item expenditur architect fee paid directli luxembourg administr loan properti develop settl invoic submit gener compani charg work receiv prior approv public work administr annual loan repay construct stage realiti construct accept luxembourg administr directli paid amount due bank respect loan grant properti develop order regularis transfer oblig properti develop offici pass bank claim held luxembourg administr leas purchas agreement initi amount rent paid sublesse court justic suppos fix take account period repay loan rate interest loan subject council direct eec coordin procedur award public work contract oj transpos luxembourg law mean law april mémorial grand ducal issu term luxembourg authoris law juli june decemb decemb initi amount rent paid sublesse court justic suppos fix take account period repay loan rate interest loan subject basic claus court justic announc intent purchas land annex built market price annex properti luxembourg administr expiri surfac right grant agreement year depend case june chairman coordin committe set european institut bodi told court justic luxembourg govern prepar bear cost price land develop surround area grant special vat exempt previou work court auditor subject special report accommod polici institut european commun oj annual report financi year paragraph institut annual report financi year paragraph parliament annual report financi year paragraph parliament council annual report financi year paragraph commiss special report sign prior approv contract build european parliament chamber strasbourg paragraph oj annual report financi year paragraph commiss court justic repli court justic wish state outset endors find made court auditor examin court justic expenditur build budgetari financi framework european institut meet accommod requir inappropri fulli concur recommend made court auditor view remedi situat framework court justic collabor luxembourg author constrain twenti year step cope constantli rapidli grow accommod requir determin substanti increas caseload creation court instanc growth number staff emploi institut court justic wish emphasis control number case dealt amount work case gener ensur continu judici task entrust treati premis infrastructur enabl administr justic function properli background essenc common institut characteris specif factor peculiar court justic comment set submit respons report court auditor court justic expenditur build hereinaft refer quot court auditor report quot read comment deal topic accommod requir court justic wai requir met occup annex palai written contract relat court justic budgetari author monitor cost construct financ build annex palai leas option agreement novemb conclus content gt tabl gt accommod requir court justic wai requir met purpos remark made court auditor report briefli recal context accommod requir court justic evolv annex chronolog provision solut respons constantli rapidli evolv requir appar earli main build court justic palai inadequ accommod staff institut grow rapidli result enlarg set court instanc number member staff court justic increas rise order cope increas rent offic jean monnet build end offic instal prefabr hut weimershof enlarg abandon prefabr build weimershof site rent offic bak build unsatisfactori state affair rent offic premis precinct institut locat distanc palai unsatisfactori function standpoint institut court justic activ close interconnect scatter depart number site rise substanti loss time effici prefabr build rent weimershof fulfil current criteria term hygien comfort appar onward palai inadequ offic space institut requir respect courtroom equip interpret booth anticip creation court instanc respons construct annex annex annex erasmu build construct decid hand octob year court justic formal notifi council accommod problem space provid annex amount offic meant prefabr premis weimershof vacat addit compris offic courtroom need activ court instanc creat interim inaugur septemb annex thoma build construct commenc financ law pass june hand enabl requir aris enlarg met part annex complet occupi octob construct decid financ law pass decemb view cope futur enlarg account presenc asbesto palai european parliament insist recov possess premis occupi court justic bak build build hand time year accommod staff complex build annex palai success construct hand replac seri makeshift facil provid court justic premis suitabl task oper paragraph court auditor report build construct order meet constantli evolv requir outset form part comprehens build programm build polici evolv parallel commun institut seek resolv accommod problem enabl perform judici function abil court justic commun institut initi chose option rent consid reject idea financ build prior time seat commun institut definit fix budgetari author adopt polici favour purchas premis court justic posit spearhead build polici polit institut commun defin build polici defin budgetari author court justic begin possibl purchas annex observ contain court auditor report read light situat occup annex palai written contract paragraph report court auditor criticis court justic enter occup annex palai sign written contract comment made regard plan construct leas annex shape court justic inform luxembourg author reach agreement rent paid institut enter proper negoti precis amount rent month entri occup annex court justic receiv comité de coordin pour instal institut organism européen luxembourg cciioe relev luxembourg interministeri coordin bodi draft leas respect annex court justic insist conclus leas annex open discuss term let futur annex view avoid occup build written agreement letter registrar presid cciioe discuss initi concern exclus amount rent end compar studi prepar show rent charg build occupi institut kirchberg area repres court justic luxembourg author reach agreement rent annex court justic receiv draft leas agreement respect annex rent squar metr higher agre annex excess rent charg kirchberg area court justic concern conclud agreement accord principl sound financi manag economi cost effect articl financi regul decemb applic gener budget european commun oj follow outlin court auditor report ensur leas includ purchas option reject draft leas agreement polici commun institut purchas build firm think court justic junctur direct prospect purchas warrant inclus contract discuss claus permit defer purchas claus necessit negoti court justic luxembourg state signatur leas postpon circumst court justic face choic sacrif requir sound financi manag sign contract price accept demur firm elev demand put forward contract parti allow ad hoc arrang refer continu disadvantag entail term continu increas disrupt function meet press requir enter occup annex mind duti treati ensur continu judici task face imposs conclud written leas favour term court thought opt solut pend conclus novemb leas option agreement point view court justic formal irregular result occup build written leas consid light constraint occup annex written leas justifi payment financi consider form advanc rent calcul basi market rental level refer rent paid commun institut kirchberg area advanc paid account accru instal purchas price annex point paragraph report court auditor state advanc paid accord avail budgetari fund basi verifi econom paramet actual fact long court justic remain rent situat advanc paid calcul refer rent charg compar build occupi institut kirchberg area court justic envisag purchas accommod advanc payment exceed rent charg compar premis kirchberg area correspond appropri grant budgetari author court auditor state paragraph advanc fix basi prior bilater negoti assess true cost build long parti lessor lesse situat court justic mere lesse posit requir inform total construct cost financi arrang adopt luxembourg author period amortis capit sum invest lesse sought negoti accept rent legitim entitl assum host countri choos adequ amortis period amount rent remain reason level commensur commun institut expect host countri seek develop polici provid seat intern organis circumst financi control felt oblig approv propos expenditur commit payment order respect advanc relat court justic budgetari author paragraph report court auditor express critic budgetari author provid prior inform prior authoris conclus contract respect premis kind rent purchas leas option question involv budgetari author decis court justic regard premis aros wai depend decis relat rent purchas distinct drawn straightforward let point leas option agreement conclud point straightforward let budgetari author inform court justic intent occupi premis lesse point invari grant appropri need cover let cost point inform intent court justic occupi premis lesse consequ aris begin court justic made budgetari author awar accommod requir council enter addit appropri budget court justic financi year view rent addit offic respect financi year council grant appropri financ studi possibl accommod depart court justic build construct vicin palai subsequ letter presid court justic presid council registrar chairman perman repres committe chairwoman council budgetari polici committe council inform court justic intent rent annex construct council agreement let special context build construct order meet specif requir court justic budgetari author misapprehens intent court justic rent build intent letter court justic luxembourg financ law authoris construct annex offic locat law state quot achiev propos extens short space time luxembourg govern construct annex palai court justic court palai complet quot council inform court justic view rent option result increas budget futur court justic intent approach budgetari author increas budget prove account requir view express court justic base consider cost rent annex cover futur appropri grant rent offic palai time court justic conceal fact budget resourc adjust meet accommod requir constantli rapidli evolv council endors solut propos court justic grant budgetari author appropri need cover cost rent appropri need cover expenditur respect rent premis grant budgetari author context draw annual budget point budgetari author inform multiannu forecast court justic framework set end point involv budgetari author draw annual budget increas appropri prove order meet cost aris exist plan let budgetari author invari due notic effect context draw annual budget request budget appropri accompani support document court justic submit budgetari author view cover rental cost subject period consider systemat discuss budgetari committe council committe budget european parliament occas examin draft budget submit institut budgetari committe council carri examin head draft budget head entitl quot rent quot gener gave rise detail debat repres grand duchi luxembourg repres member state financi year cost rent annex incur estim show head quot rent quot amount need quot rent annex court build month rent jean monnet build period quot fact appropri question grant signifi agreement budgetari author rent annex budgetari author receiv request appropri spring opportun express comment procedur approv budget resolut european parliament draft budget note quot occup court annex floor area current premis inevit lead signific increas financi requir quot rapporteur propos quot expenditur connect occup build court justic cover alloc adequ fund quot inform provid budgetari author framework multiannu estim absenc framework submiss multiannu budget estim court justic council constantli inform forese develop accommod requir regard increas workload success enlarg commun extens jurisdict creation court instanc growth number staff decis group head administr framework submiss multiannu budget estim administr expenditur set court justic institut submit estim includ relat expenditur rent period budgetari author estim accept budgetari author basi commun commiss prompt budgetari author establish multiannu invest budget endow differenti appropri leas option agreement court auditor publish report recommend premis occupi commun institut purchas leas council state oppos principl purchas premis institut note court auditor council refus budgetari author quot provid financi resourc quot purchas premis council decis decemb cite point court auditor annual report financi year oj juli rapporteur committe budget european parliament contempl context committe examin budget court justic entri budget appropri need purchas palai erasmu build idea bore fruit word resolut european parliament appropri enter budget intend cover rent build question construct annex place view conclus leas court justic persev attempt obtain host countri agreement reason rent circumst prompt court justic contempl inclus purchas option leas discuss budgetari author establish polici matter premis unequivoc advoc purchas institut build occupi occupi consolid polici commun institut respect premis increasingli favour recept budgetari author idea purchas annex coupl luxembourg author calcul rent basi amortis capit sum invest year period speed negoti agreement payment rent combin defer purchas build chang approach led increas contact court justic branch budgetari author budgetari author duli inform agreement negoti luxembourg author decid supplementari amend budget alloc sum ecu million court justic end current financi year view quot partial cover differ rent demand luxembourg state court complex build basi leas incorpor purchas option amount paid budget institut quot appropri presuppos conclus leas purchas option european commun repres court justic luxembourg state sign leas option agreement novemb year negoti text leas option agreement commun budgetari author budgetari author request obtain court auditor technic opinion financi commit govern premis court justic opinion contain critic legal financi arrang set agreement reserv advanc payment purchas price addit annual rental payment contempl regard point consequ opinion sum ecu million made court justic order enabl make advanc payment pursuant agreement clear budgetari author involv plan purchas build court justic pursuant leas option agreement monitor cost construct financ build annex palai court auditor express critic lack monitor implement build project constitu element construct cost paragraph court auditor report draw attent condit monitor carri point gradual intensif monitor point condit monitor carri monitor subject intern constraint point natur relat institut luxembourg author point intern condit task administr depart court justic provid support judici activ undertak dai dai manag institut staff depart number possess extens rang skill ensur detail extens monitor technic financi standpoint construct oper larg scale led court justic sign contract bouwcentrum netherland firm expert firm unabl perform task properli condit time circumst demand urgent action court justic constrain decis order meet accommod requir expenditur respect monitor relat luxembourg author addit monitor court justic circumscrib natur relat luxembourg author relationship matter land build commun institut member state seat institut locat judg yardstick contractu relationship privat lesse privat lessor court justic special posit lesse specif requir term construct build access public courtroom equip interpret booth mere offic space luxembourg author special posit argument fix rent accord cost construct court auditor report contend method proceed prompt court justic envisag monitor cost construct requir detail arrang build programm formal set write claim parti lessor lesse situat luxembourg author agre involv court justic definit arrang luxembourg author feel bound involv court justic work financi arrang criticis court auditor report select architect properti develop main contractor court justic call assum ownership premis learn financi arrang relat luxembourg author continu affect situat obtain outset experienc recurr problem obtain inform need monitor relat amount rent exempt vat purchas land obtain explan alter addit work typic ambigu characteris relat luxembourg author found fact agreement transfer ownership annex profit basi continu demand rent palai notwithstand cost build amortis long time previous undertak reduc rent question line amortis cost build gradual intensif monitor monitor court justic gradual increas intens point ultim systemat foot framework leas option agreement point intensif monitor repres court justic attempt occas influenc choic made luxembourg author obtain satisfactori result period court justic posit futur lesse point rais relat essenc oper requir act entri occup annex erasmu build autumn court justic put forward numer demand view ensur build render fit intend purpos matter rais account earli stage draw plan construct build futur demand intend avoid substanti addit cost brought work rectif establish court justic owner build submit observ aspect cost construct case annex construct commenc februari origin plan significantli modifi behest court justic junctur financi arrang put place luxembourg author essenti element construct programm fix financi expenditur prove difficult negoti enter agreement sign persuad banqu caiss épargn de état quot bcee quot agre term favour natur court justic view context leas option agreement attempt interest sound manag renegoti repres luxembourg financ ministri loan term agre luxembourg state bcee control mechan introduc leas option agreement agreement provid mechan control point respons paragraph court auditor report note instanc fact initi financi estim exceed due demand made court justic justifi requir construct addit storei annex increas number interpret booth need leas option agreement novemb leas option agreement adopt lengthi negoti point establish mechan point lai constitu element final purchas price build point includ item expenditur luxembourg author undertaken bear point negoti independ leas palai point lastli safeguard financi interest commun point genesi agreement refer made connect point agreement repres compromis result protract negoti court justic luxembourg author ideal form contract court justic aspir conclud mechan set court auditor fulli awar mechan set agreement technic opinion financi commit govern premis court justic featur mechan summaris agreement fall specif categori contract sui generi combin element leas sale purchas term luxembourg state coven transfer ownership build court justic transfer build state properti compani respons construct part court justic coven pai annual instal reimburs state cost price invest made profit loss state annual instal treat advanc payment purchas build european commun articl agreement continu payabl time total amount paid correspond aggreg purchas price vat effect agreement extend august date occup part premis commenc date european commun owner annex decemb latest annual instal payabl januari sum paid respect occup build treat accru instal purchas price point amount annual instal adjust account advanc payment made annual instal purchas price articl agreement amount question initi fix sum luf ecu million advanc payment ecu million made octob pursuanc abovement opinion court auditor amount annual instal reduc luf amount subject adjust event signific increas rate interest applic loan financ annex purchas price constitu element purchas price agreement purchas price list factor price determin reason threefold rate loan grant fix entir financ term mean financ cost vari line rate construct cost parti agreement conclud construct cost subject disput court justic luxembourg author design fault poor workmanship purchas price build determin refer expenditur incur expenditur financ direct state develop articl agreement expenditur question made cost construct architect engin fee cost relat financ expenditur commiss guarante interest charg expens incur state lessor inclus payment account rent made absenc written contract absenc written leas stipul term occup annex parti leas option agreement found depart concept strictli specif leas decid sum paid account rent characteris contrast situat prevail respect palai occup govern written leas luxembourg author acknowledg legitim treat sum paid account point accru instal purchas price articl agreement quot irrecover quot rent procedur determin purchas price task independ expert articl agreement entri forc parti appoint independ expert task includ inter alia calcul purchas price build expert fee born equal share state court justic expert appoint pursuant articl februari tender submit expert accept court justic luxembourg author form contractu framework task submiss report deal turn matter determin calcul paramet determin purchas price decemb annual determin flow fund financ cost expenditur incur luxembourg state lessor vat annual updat purchas price balanc payabl fourth draw final statement account tender stipul inform need determin purchas price decemb made expert luxembourg ministri financ ministri public work tender quot cost determin check basi inform receiv ministri concern audit carri basi support document quot point tender mean expert dispos make correct determin construct cost verifi purchas price reflect actual cost oper provid agreement amount determin basi work annual updat amount purchas price onward balanc remain payabl end account sum paid respect annual instal advanc payment cost expens incur total balanc payabl commun shown year form updat purchas price build updat amount instal paid court justic vat articl agreement order determin flow fund balanc payabl independ expert base calcul data produc account system state account depart data provid bank statement relat bcee loan account bank account relat agreement point tender court justic consid cost construct serv basi calcul balanc payabl determin refer support document document prove expenditur incur pursuant articl agreement independ expert task check expenditur pure account term verifi expenditur justifi event construct cost appear wrongli determin purchas price reflect construct cost rectifi correct made balanc payabl paragraph point court justic consid guarante place ensur expenditur born institut agreement fact born treatment undertak luxembourg author court auditor regret agreement exclud total price item expenditur luxembourg author unilater undertaken bear june sit govern council march note court auditor state paragraph report unilater undertak context total situat prevail time conclus leas option agreement agreement outcom compromis base unilater undertak essenc negoti point natur classif sum paid account rent point leas option agreement exempt court justic bear item expenditur luxembourg author undertaken bear relat occup land point construct public road point problem connect land march luxembourg author submit initi draft agreement set condit govern occup annex plan time ownership build due transfer case state quot price land fix luf hectar quot court justic reject propos time view host countri seek develop polici provid seat intern organis includ offer land build purchas institut question locat prove imposs secur result luxembourg author point court auditor purchas land build construct luxembourg author ultim grant court justic surfac free land term year court justic view econom favour arrang regard purchas price propos luxembourg author leas option agreement court justic free pursuant surfac land annex locat true owner land owner prior expiri surfac wish prevent ownership build transfer luxembourg state note regard surfac leav open period currenc possibl negoti transfer ownership land free charg road system subject matter agreement set detail articl compris build appurten annex thereto regist section weimerskirch cadastr regist municip luxembourg plot number public road cover agreement cost build road constitut item expenditur account calcul purchas price determin accord articl agreement respons paragraph court auditor report note articl agreement enabl court exclud final price premis cost provid public road link road boulevard konrad adenau rue du fort niedergrünewald fact road design facilit flow traffic built suggest court justic rent payabl palai respons final sentenc paragraph court auditor report court justic point rent palai fix point iii leas conclud june luxembourg state court justic court justic request budgetari author appropri need order pai rent contractu due paid rent mean appropri preserv financi interest commun appar scheme leas option agreement preambl articl circumst conclud involv number item expenditur challeng agreement sign paragraph point balanc payabl establish annual basi expert estim subject adjust light fresh inform receiv inform produc ministri refer perform duti fresh assess exist inform conclud court justic agre bear item expenditur account purpos calcul purchas price manner laid articl agreement contrari court contest outset inclus expenditur calcul paragraph point matter stand exist long list point disput court justic continu negoti luxembourg author view exclud item expenditur final statement account court auditor point inadequaci check carri luxembourg govern independ expert paragraph court auditor report improp alloc cost occur result paragraph court auditor report order ascertain extent invoic anomali found occur financi cost directli link financ build work court justic propos request luxembourg author carri arrang carri detail investig give access directli intermediari extern auditor document assist purpos determin purchas price defin articl agreement clarif price provid date agreement expir expect parti concern agre final statement account estim loss suffer commun amount pure conjectur court justic reason perform agreement conform principl good faith perform agreement laid paragraph articl luxembourg civil code applic pursuant articl agreement agreement govern luxembourg law reason perform agreement found principl collabor commun member state laid ec treati protect financi interest commun form part conclus outset build annex palai form part comprehens construct programm annex built turn order meet constantli evolv requir point time build work undertaken rent sole solut forese court justic view polici commun institut pursu matter build request appropri order meet rental oblig envisag court justic provid budgetari author inform possess court justic fulli inform financi arrang adopt luxembourg author consid purchas build lesse demand inform court found constrain occupi build written contract regard de facto occup result consid luxembourg author entitl demand quid pro quo court justic bound make quot payment account quot adopt budgetari author build polici favour purchas premis occupi commun institut court justic plan purchas annex occupi end sign leas option agreement result compromis reach lengthi difficult negoti court justic consid task entrust independ expert pursuant agreement involv check expenditur pure account term verifi expenditur justifi court justic consid balanc payabl establish annual basi independ expert estim subject adjust term laid leas option agreement purchas price payabl court guarante expenditur institut requir bear limit born agreement court justic make inquiri delai order satisfi irregular advers affect financi interest commun special report court auditor accommod polici institut european commun point oj annual report court auditor financi year point oj extraordinari fact court justic ignor financi arrang owner rent premis amortis capit invest appar answer mr burk behalf commiss question mr tyrel member european parliament written question oj annex chronolog gt tabl gt