Headquarters of the United Nations their own rooms, the UN would be able to reduce its own expenditures. The headquarters were originally supposed to be completed in 1951, with the first occupants moving into the Secretariat Building in 1950. However, in November, New York City's construction coordinator Robert Moses reported that construction was two months behind schedule. By that time, 60% of the headquarters' site had been excavated. The same month, the United Nations General Assembly unanimously voted to formally thank the national, state, and city governments for their role in building the headquarters. The formal $23.8 million contract for the Secretariat Building was awarded
Headquarters of the United Nations the structure was so narrow. The flag of the United Nations was raised above the first beam as a demonstration for the many spectators who witnessed the first beam's erection. The Secretariat Building was to be completed no later than January 1, 1951, and if the consortium of Fuller, Turner, Slattery, and Walsh exceeded that deadline, they had to pay a minimum penalty of $2,500 per day to the UN. To reduce construction costs, the complex's planners downsized the Secretariat Building from 42 stories to 39 stories. The cornerstone of the headquarters was originally supposed to be laid on April