Headquarters of the United Nations However, the UN did reject an unusual "model playground" proposal for that site, instead choosing to construct a play area similar to others found around New York City. The first 450 UN employees started working at the Secretariat Building on August 22, 1950. The United Nations officially moved into the Secretariat Building on January 8, 1951, by which time 3,300 employees occupied the building. At the time, much of the Secretariat Building was still unfinished, and the bulk of the UN's operations still remained at Lake Success. A centralized phone-communications system, was built to facilitate communications within the complex. The
Headquarters of the United Nations UN had completely moved out of its Lake Success headquarters by May. The construction of the General Assembly Building was delayed due to a shortage of limestone for the building, which in turn resulted from a heavy snow at the British limestone quarries that were supplying the building's limestone. The erection of the building's framework began in February 1952. The Manhattan headquarters was declared complete on October 10, 1952. The cost of construction was reported to be on budget at $65 million. In 1953, twenty-one nations donated furnishings or offered to decorate the UN headquarters. A new library building for