Rimutaka Tunnel The first shot was fired in 1948 when the Public Works Department started the tunnel with bores of at the western end and at the eastern end. A contract for completing the tunnel was let to a consortium of Morrison Knudsen Inc. and Downer and Company on 7 May 1951. The work commenced at the west end in July 1951 and at the east end in August. The contract was expected to be completed in four years, but the headings met on 20 April 1954 with the concrete lining finished a month later. New Zealand Railways took possession of the
Rimutaka Tunnel tunnel on 1 February 1955, which also included approach formations and bridge piers, at which time track laying commenced. By October 1955 the signalling and centralised traffic control equipment had been installed and all the track was laid, except for a short section near Upper Hutt where the old line crossed the new line at a higher level. All traffic on the Upper Hutt to Featherston section was suspended after the arrival of the Carterton Show Day excursion train at Upper Hutt on the evening of Saturday 29 October. Over the next three days the old formation was removed, the