1 Oxford Encyclopedia of Theatre and Performance This encyclopedia provides authoritative and up-to-date information about theatre and performance from ancient Greek theatre to the latest developments in London, Paris, New York, and around the globe.
When a project is behind schedule, not everything is lost and there are many steps you can take to fix things. You need to know what to do when a project is behind schedule but first you need to identify the reason(s) why a project is behind schedule.f you don't identify correctly why the project is behind schedule, then the steps you take to get back on track might be the wrong ones and the result could be really devastating. In a sense, if the patient has gastritis, you don't give him an aspirin because this will only make his situation worse.
Step 4: Calculate Project Float. ïCustomer requests an end date of 25 days. ïProject Float is the total amount of time that the project can be delayed. without delaying the project completion date required by the customer. 25 days â 18 days = 7 days. ïProject float can be negative when the date imposed by the customer is before. the duration required in the project schedule. ïFor negative project float, the project must be crashed or fast-tracked. ïCrashing is a technique used to decrease the duration of the project by.