The West Virginia Division of Highways began planning to rebuild the tunnel in 2005. Rebuilding began in January 2007. The plan allowed three months for the work. However, rebuilding of the eastbound tunnel took over eleven months. There were problems with the glue that attached the tiles to the tunnel wall. Problems with drains in the tunnel also caused delays. Workers found a coal mine in the tunnel. This also delayed the project.