Attached is a draft of the turnkey construction contract for your review.
Ron,  As we discussed, Exhibit A - Scope of Work will need to be included.
Please note the following points:  1.
Liquidated Damages - Need to assess a value for these damages.
2.
Force Majeure - This would currently provide EE&CC with relief from the  In-Service Date requirements and consequently, the LDs.
Is this acceptable?
3.
Permitting - Need to specify in Exhibit F, those permits that ENA would  secure, and make EE&CC responsible for any others.
4.
Utility Coordination - Currently this is very generally.
Are there  specific responsibilities that should be stated in this Agreement wrt the  Utility?
Please review with these in mind.
I will be out tommorrow and Friday.
Let's  plan on meeting Monday to discuss the draft.

Mooring Facility Construction
Attached is a draft of the turnkey construction contract for your review.
Ron, As we discussed, Exhibit A - Scope of Work will need to be included.
Please note the following points: <NUMBER>.
Liquidated Damages - Need to assess a value for these damages.
<NUMBER>.
Force Majeure - This would currently provide EE&CC with relief from the In-Service Date requirements and consequently, the LDs.
Is this acceptable?
<NUMBER>.
Permitting - Need to specify in Exhibit F, those permits that <COMPANY> would secure, and make EE&CC responsible for any others.
<NUMBER>.
Utility Coordination - Currently this is very generally.
Are there specific responsibilities that should be stated in this Agreement wrt the Utility?
Please review with these in mind.
I will be out tommorrow and Friday.
Let's plan on meeting Monday to discuss the draft.
make ee generally specific cc responsible number need assess value ron discussed exhibit relief service date turnkey construction contract force majeure attached draft lds acceptable