Status report of integration testing from Wednesday, Jan. 23rd      - (16 gas/ power types of transactions to test)   Overall, there were no infrastructure or major application issues.
Unlike the prior testing, we've included many more gas transaction types and testing with all non-essential Netco data removed (aka baseline for Netco go-live).
In today's test, we had numerous data setup related issues  that resulted in downtime (ie EOL- Dynegy information, TGP address information, bad credit counterparty/ contracts,  or database issues with data sync/ replication).
These were mainly attributed to the massive cleanup/ removal of data not needed.
The  remaining issues open are being addressed Wednesday night.
Given the deferred 12:00pm to 2:00pm start time and data setup/ sync issues, we were unable to complete downstream processes (mainly Settlements, confirmations, SAP).
Continuation of testing into Thursday We are requesting the testers with tasks remaining to complete the script execution Thursday (morning shift and afternoon shifts given UBS offsite meetings).
We will try to balance the testing activities given some will be out in the morning, and some in the afternoon.
The bridgeline will be active from 9 - 5 for communication/ status.
RECAP of where testing left off for Netco and EOL entry.

Status report of integration testing from Wednesday, Jan. 23rd ;  and Thursday's continuation..
Status report of integration testing from Wednesday, Jan. 00rd - (<NUMBER> gas/ power types of transactions to test) Overall, there were no infrastructure or major application issues.
Unlike the prior testing, we've included many more gas transaction types and testing with all non-essential Netco data removed (aka baseline for Netco go-live).
In today's test, we had numerous data setup related issues that resulted in downtime (ie EOL- Dynegy information, TGP address information, bad credit counterparty/ contracts, or database issues with data sync/ replication).
These were mainly attributed to the massive cleanup/ removal of data not needed.
The remaining issues open are being addressed Wednesday night.
Given the deferred <NUMBER>:00pm to <NUMBER>:00pm start time and data setup/ sync issues, we were unable to complete downstream processes (mainly Settlements, confirmations, SAP).
Continuation of testing into Thursday We are requesting the testers with tasks remaining to complete the script execution Thursday (morning shift and afternoon shifts given UBS offsite meetings).
We will try to balance the testing activities given some will be out in the morning, and some in the afternoon.
The bridgeline will be active from <NUMBER> - <NUMBER> for communication/ status.
RECAP of where testing left off for Netco and EOL entry.
massive cleanup removal sync issues unable information bad gas power types 00pm start time credit counterparty contracts baseline netco live integration testing wednesday offsite meetings non essential