Attached is the revised regulatory matrix for Transwestern's Red Rock Expansion project reflecting the request for an extension of time to replace the units at Station 4.
Remaining notifications include:  start of construction at Stations 1 & 3, and 4 if applicable (within 10 days),  end of construction and in-service date (within 10 days), actual costs (within 6 months after facilities constructed), noise survey at Stations 3 & 4 (within 60 days after in-service), and any additional changes in construction and/or mitigation procedures (WOULD REQUIRE A DIRECTOR'S LETTER BEFORE IMPLEMENTING CHANGE).
Questions -please let me know at 7138 in Omaha.
Thanks.
Donna

Red Rock Regulatory Matrix
Attached is the revised regulatory matrix for Transwestern's Red Rock Expansion project reflecting the request for an extension of time to replace the units at Station <NUMBER>.
Remaining notifications include: start of construction at Stations <NUMBER> & <NUMBER>, and <NUMBER> if applicable (within <NUMBER> days), end of construction and in-service date (within <NUMBER> days), actual costs (within <NUMBER> months after facilities constructed), noise survey at Stations <NUMBER> & <NUMBER> (within <NUMBER> days after in-service), and any additional changes in construction and/or mitigation procedures (WOULD REQUIRE A DIRECTOR'S LETTER BEFORE IMPLEMENTING CHANGE).
Questions -please let me know at <NUMBER> in Omaha.
Thanks.
Donna
require director reflecting request extension letter implementing change red rock expansion thanks donna facilities constructed noise regulatory matrix transwestern costs number months notifications include start