I was just informed by the Navajo Nation that prior to receiving approval  from the agency fo rthe installation of the turbines, an archeology survey is  to be performed at each compressor station site.
Be advised that an  archeologist will be present at sta.
3 on 3/ 9 this friday in the am and at  sta.
4 on 3/12 monday also in the am to conduct the required surveys.
Please  have someone from each team present at each location during the surveys and  allow access to the facility by the archeologist.
The survey should only  last 3-4 hours.
Donna, I spoke to the Navajo Nation about expiditing the report submittal  once the archeological surveys have been completed and the Nation  said that  under their current regulations, assuming that there are no cultural  resources identified at either location, they are allowed 30 days to review  the findings before they are required to issue the final report.
She didnt  think it would take this long, but said that due to existing surveys back  logs, and personnel, it might.
Ill keep the pressure on.
The Navajo Nation F&W has not returned my call about what they might  require.
Birds of a feather...  Ill be persistent here also.......and let  you know when I find out something..........

Archeology Survey C/S 3 and 4
I was just informed by the Navajo Nation that prior to receiving approval from the agency fo rthe installation of the turbines, an archeology survey is to be performed at each compressor station site.
Be advised that an archeologist will be present at sta.
<NUMBER> on <NUMBER>/ <NUMBER> this friday in the am and at sta.
<NUMBER> on <NUMBER>/<NUMBER> monday also in the am to conduct the required surveys.
Please have someone from each team present at each location during the surveys and allow access to the facility by the archeologist.
The survey should only last <NUMBER>-<NUMBER> hours.
Donna, I spoke to the Navajo Nation about expiditing the report submittal once the archeological surveys have been completed and the Nation said that under their current regulations, assuming that there are no cultural resources identified at either location, they are allowed <NUMBER> days to review the findings before they are required to issue the final report.
She didnt think it would take this long, but said that due to existing surveys back logs, and personnel, it might.
Ill keep the pressure on.
The Navajo Nation F&W has not returned my call about what they might require.
Birds of a feather... Ill be persistent here also.......and let you know when I find out something..........
turbines pressure navajo nation prior receiving persistent report didnt facility archeologist survey allowed number days rthe installation surveys allow access