Subscribe by EmailReceive the Dolores Park Works Dispatch via email. Your email address is kept private.
Tag Archives: Renovation
Shortly before dawn this morning contractors began taking down and hauling away the construction fence from the South side of Dolores. We couldn’t be happier. Early birds walking the dog or out for some fitness were surprised to see the fence gone and quickly … Continue reading
June 12 Rec and Park lead a tour of the newly renovated north side of Dolores and she looked great. New benches, new flowers, new grand path, more palm trees, fabulous restrooms and the lawn…a gourgous green carpet of a lawn, hiding fancy … Continue reading
On Thursday, June 18 the renovated North half of Dolores will open and the well-worn South half will close. Jake Gilchrist, Rec and Park project manager for the Dolores Park renovation assures us that they are ready to make the … Continue reading
Despite recent setbacks construction at Dolores Park is moving ahead. Important highlights include: The North Restroom is 99% complete. New toilets, sinks, and hand dryers have all been installed. The clubhouse will start demolition on Monday, and will last about 1 … Continue reading
Completion of the North Side of the Dolores Park improvement project is now expected to be early 2015, a 4 month delay. Jake Gilchrist, manager for the project told us that unforseen problems were discovered during excavation of the foundation for the new … Continue reading