ER&S Project Controls Approval Management Specialist
Organization: SSH&amp;E – Environmental, Regulatory &amp; Socioeconomic (ER&amp;S)Reports to: ER&amp;S Project Controls (Approvals Management) Lead/CoordinatorMain Functions:Provide assistance in the design, development, implementation of ER&amp;S Project Controls strategies, philosophies, plans, and procedures to facilitate the preparation, submittal, and approval of Environmental &amp; Regulatory approvals documentation, licenses, and permits within the Russian Regulatory system.Tasks &amp; Responsibilities:Provide assistance to ER&amp;S Project Controls Coordinator in development of overall ER&amp;S Project Controls strategies, plans, and procedures.Develop, update, and maintain detailed and summary ER&amp;S schedules as requested by ER&amp;S Project Controls Coordinator.Assist in the development of forward plans and milestone scorecards and other Approvals Management tools and update and maintain as required for ER&amp;S weekly and monthly reports and weekly ER&amp;S conference calls etc.Provide weekly/monthly update of Approvals/Permit progress metrics and produce weekly/monthly status reports/graphs as required.Assist in the development and implementation of standard ER&amp;S Approvals Management tools for use by EPC Contractors and assist in the implementation of these tools throughout Project lifecycle.Assist ENL ER&amp;S Leads at Contractors offices with implementation of Project Controls.Assist in maintaining integration between ER&amp;S schedule and overall Master Project Schedule.Assist in development of schedule related data ER&amp;S presentations.Assist in maintaining effective interface between ER&amp;S group and other project groups on planning &amp; scheduling issues.Produce various alternative Approvals execution schedule scenarios, at various levels of detail, to reflect scope of work and sequencing of execution, as requested by ER&amp;S Project Controls Coordinator.Assist in evaluation of the impact, potential or actual, of scope changes against the Project Approvals schedule and review with Regulatory/Approvals team.Assist with schedule risk analyses to ensure that project Approvals risks and critical activities are assessed monitored and mitigated.Develop additional approvals metrics to measure status of Regulatory &amp; Environmental approvals as required by ER&amp;S Project Controls Coordinator.
Title: ER&S Project Controls Approval Management Specialist
Salary: None
Description: Organization: SSH&amp;E – Environmental, Regulatory &amp; Socioeconomic (ER&amp;S)Reports to: ER&amp;S Project Controls (Approvals Management) Lead/CoordinatorMain Functions:Provide assistance in the design, development, implementation of ER&amp;S Project Controls strategies, philosophies, plans, and procedures to facilitate the preparation, submittal, and approval of Environmental &amp; Regulatory approvals documentation, licenses, and permits within the Russian Regulatory system.Tasks &amp; Responsibilities:Provide assistance to ER&amp;S Project Controls Coordinator in development of overall ER&amp;S Project Controls strategies, plans, and procedures.Develop, update, and maintain detailed and summary ER&amp;S schedules as requested by ER&amp;S Project Controls Coordinator.Assist in the development of forward plans and milestone scorecards and other Approvals Management tools and update and maintain as required for ER&amp;S weekly and monthly reports and weekly ER&amp;S conference calls etc.Provide weekly/monthly update of Approvals/Permit progress metrics and produce weekly/monthly status reports/graphs as required.Assist in the development and implementation of standard ER&amp;S Approvals Management tools for use by EPC Contractors and assist in the implementation of these tools throughout Project lifecycle.Assist ENL ER&amp;S Leads at Contractors offices with implementation of Project Controls.Assist in maintaining integration between ER&amp;S schedule and overall Master Project Schedule.Assist in development of schedule related data ER&amp;S presentations.Assist in maintaining effective interface between ER&amp;S group and other project groups on planning &amp; scheduling issues.Produce various alternative Approvals execution schedule scenarios, at various levels of detail, to reflect scope of work and sequencing of execution, as requested by ER&amp;S Project Controls Coordinator.Assist in evaluation of the impact, potential or actual, of scope changes against the Project Approvals schedule and review with Regulatory/Approvals team.Assist with schedule risk analyses to ensure that project Approvals risks and critical activities are assessed monitored and mitigated.Develop additional approvals metrics to measure status of Regulatory &amp; Environmental approvals as required by ER&amp;S Project Controls Coordinator.
Requirements: Associate experience, Bachelor's Degree education
Fraudulent: No