[Free] 2018(Jan) EnsurePass Examcollection CompTIA PK0-003 Dumps with VCE and PDF 181-190


Ensurepass.com : Ensure you pass the IT Exams
2018 Jan CompTIA Official New Released PK0-003
100% Free Download! 100% Pass Guaranteed!

CompTIA Project Certification

Question No: 181 – (Topic 2)

Given the following statement:

Based on industry standards, the average cost for implementing new hardware to each site is $5000.

In which of the following areas should this statement be located within a project scope document?

  1. Assumptions

  2. Technical specifications

  3. Constraints

  4. Cost-benefit analysis

Answer: A

Question No: 182 – (Topic 2)

A software development project just went live and the operations team is now using the software. However, the operations team is having a significant number of difficulties operating the software. Which of the following is the MOST likely cause of this situation?

  1. Poor transition plan

  2. Poor lessons learned

  3. Poor scope analysis

  4. Poor quality assurance

Answer: A

Question No: 183 – (Topic 2)

While doing scheduled network analysis, it has been determined that the project is forecasted to complete two weeks later than the target date. Which of the following could assist in bringing the forecast in line with the stakeholder expectations?

  1. Replacing physical meetings with calls

  2. Adjusting the estimates to best case

  3. Minimizing the schedule buffer

  4. Adding resources to the critical path

Answer: D

Question No: 184 – (Topic 2)

While working on a project, one of the previously recognized threats occurred. In addition to updating the risk register, which of the following documents should be updated?

  1. Communication plan

  2. WBS

  3. Issue log

  4. Project schedule

Answer: C

Question No: 185 – (Topic 2)

Which of the following is used to verify that proper procedures were followed and documentation was kept accurately?

  1. Change Control Board

  2. Scope validation

  3. Tollgate

  4. Audit

Answer: D

Question No: 186 – (Topic 2)

Which of the following is the BEST indicator of project performance?

  1. Earned value management

  2. Critical chain method

  3. Critical path method

  4. Return on investment

Answer: A

Question No: 187 – (Topic 2)

While heading into a meeting to discuss the forecast of the project, it is realized that the report does not contain the EAC. The project manager decides to quickly calculate the EAC. The AC is $2,000, the PV is $4,000, the EV is $3,400, and the BAC is $50,000.

Which of the following represents the EAC?

A. $29,411.76 B. $42,372.88 C. $58,823.53 D. $84,745.76

Answer: A

Question No: 188 – (Topic 2)

Which of the following allows the ability to assess the validity of a project during pivotal points within a schedule?

  1. Initial risk assessment

  2. Phase gates

  3. Milestone

  4. Project charter review

Answer: B

Question No: 189 – (Topic 2)

A project involves outsourcing multiple parts of the software application to developers around the world. Which of the following is MOST likely to impact meeting attendance?

  1. Time zone differences

  2. Cultural differences

  3. Language barriers

  4. Technology barriers

Answer: A

Question No: 190 – (Topic 2)

A project’s development center is located within an active flood zone and, if flooding were to occur, it could cause a delay in the schedule. Which of the following are acceptable risk responses?

  1. Delegating, documenting, and handling

  2. Avoiding, transferring, and documenting

  3. Mitigating, responding, and handling

  4. Avoiding, accepting, and mitigating

Answer: D

100% Ensurepass Free Download!
Download Free Demo:PK0-003 Demo PDF
100% Ensurepass Free Guaranteed!
PK0-003 Dumps

EnsurePass ExamCollection Testking
Lowest Price Guarantee Yes No No
Up-to-Dated Yes No No
Real Questions Yes No No
Explanation Yes No No
Free VCE Simulator Yes No No
Instant Download Yes No No