Dumps4cert.com : Latest Dumps with PDF and VCE Files
2018 May CompTIA Official New Released PK0-003
100% Free Download! 100% Pass Guaranteed!

CompTIA Project Certification

Question No: 101 – (Topic 2)

While creating a project schedule, multiple inputs were considered during estimating, allowing for the identification of best case, worst case, and expected case. Which of the following types of schedule methods will reflect this?

  1. PERT

  2. CPM

  3. CCM

  4. GERT

Answer: A

Question No: 102 – (Topic 2)

Which of the following is part of the project closure phase?

  1. Review historical documentation

  2. Log change requests

  3. Release resources

  4. Renew contracts

Answer: C

Question No: 103 – (Topic 2)

A project manager is notified that a task on the project has zero float. Which of the following can be derived about the task?

  1. The task is on the critical path.

  2. The task is being performed early.

  3. The task failed a quality audit.

  4. The task is behind schedule.

Answer: A

Question No: 104 – (Topic 2)

Many software development projects require an iterative project schedule. Which of the following tools will display feedback loops and conditional branching of the project schedule?

  1. GERT

  2. CCM

  3. PERT

  4. CPM

Answer: A

Question No: 105 – (Topic 2)

Which of the following is a cost estimation technique that uses historical data?

  1. Expert judgment

  2. Parametric estimating

  3. Reserve analysis estimating

  4. Group decision-making techniques

Answer: B

Question No: 106 – (Topic 2)

Which of the following items would be found in a project scope statement?

  1. Key performance indicators

  2. High-level cost estimates

  3. Acceptance criteria

  4. Bottom-up estimates

Answer: A

Question No: 107 – (Topic 2)

A change has been approved to move the weekly status meetings from Friday to Tuesday. In addition to notating the change decision in the change log, which of the following documents should be updated?

  1. Project plan

  2. Communication plan

  3. Human resource plan

  4. Schedule baseline

Answer: B

Question No: 108 – (Topic 2)

The project manager has noticed that five people have completed parts of the project one week ahead of schedule. The project manager decides to use those five people on a different project to ensure an early completion. This is an example of which of the following?

  1. Crashing

  2. Optimizing

  3. Smoothing

  4. Fast tracking

Answer: A

Question No: 109 – (Topic 2)

A project requires the use of a commodity to manufacture a product for a customer. The schedule calls for the product to be delivered next year. A decrease in the supply of the commodity is expected to impact the project. Which of the following will MOST likely be affected?

  1. Quality

  2. Cost

  3. Scope

  4. Schedule

Answer: B

Question No: 110 – (Topic 2)

Which of the following cost estimating techniques relies on the actual costs of previously completed projects that are similar in nature?

  1. Bottom-up

  2. Three-point

  3. Analogous

  4. Parametric

Answer: C

100% Dumps4cert Free Download!
Download Free Demo:PK0-003 Demo PDF
100% Dumps4cert Pass Guaranteed!
PK0-003 Dumps

Dumps4cert ExamCollection Testking
Lowest Price Guarantee Yes No No
Up-to-Dated Yes No No
Real Questions Yes No No
Explanation Yes No No
Free VCE Simulator Yes No No
Instant Download Yes No No