How to Use Product Breakdown Structure (PBS)?

The Product Breakdown Structure (PBS) is the hierarchical breakdown of the products such as hardware items, software items, and information items (NASA, 2007). The purpose of the PBS is to dissect a complex project into smaller, manageable parts. This is different from the Work Breakdown Structure (WBS) in that it outlines products to be built or bought instead of work to be done. The PBS should give project teams a clear understanding of each product, its components, and requirements of those components (Product Breakdown Structure, n.d.). The lowest level of the PBS should contain products for which a specific engineer is responsible.

How to create PBS in a team?

In all but the simplest of projects, no one person will be able to identify all of the products. The best way to identify the products is to hold a meeting (or kind of workshop) with relevant stakeholders from across the project – not only will this help tease out the products, but it will help build a common understanding of what the project is to deliver, and joint ownership of that.


Steps to identify products

The Product Development Meeting should comprise a series of steps:

  1. People think about products and write each product;
  2. Consolidate the products into a list from the people in the meeting;
  3. Review the list and remove duplicates;
  4. Review the remaining products in the list and put them in related groups;
  5. Develop the product breakdown structure diagram
  6. Repeat the steps as necessary until everyone feels that all the products have been identified.

Creating a Product Breakdown Structure

  1. Click Diagram > New form the toolbar.
    Create new diagram
    Select Breakdown Structure Diagram
  3. Name the diagram then press OK. We will name the diagram Business Improvement in this tutorial.
    name the breakdown structure diagram
  4. You will see a diagram with only one element Business Improvement:
    Initial Diagram
  5. Move the cursor to the element Business Improvement, then click the resource icon New Subordinate.
    new Subordinate
  6. Double click the element with ID 1.1, and rename the element to System. You can add a coworker for element System by:
    1. Repeating step 5,
      repeat step 5
    2. Moving the cursor to the element System, then click the resource icon New Left Coworker or New Right Coworker.
      new left coworker new right coworker
  7. Repeat step 6 for more coworkers of element System.
  8. To create a subordinate of element System, move the cursor to element System, then click the resource icon New Subordinate. Rename the new subordinate to Task Management.
    New subordinate for system
  9. To add a coworker for Task Management, there are two different methods:
    1. Repeat step 8,
      repeat step 8
    2. Move the cursor to element Task Management, then click the resource icon Create Above Coworker or Create Below Coworker.
      above coworker below coworker

Turn every software project into a successful one.