This paper highlights the subject of integrated projects planning (IPP) in contemporary IS departments, and presents a multi-period, multi-project selection and assignment approach (MPPA) to assist the departments in handling continuous project-based IS requests. The MPPA features a model to optimize the selection and assignment of IS projects. In the scope of multi-project, multi-period planning, the model innovatively considers the losses due to (1) the accumulated postponement of a previously unselected IS request and (2) the expected delay of ongoing projects when inserting a new project request. The MPPA also features an event-based decisional process for cumulative selection and assignment on a multi-period basis. Due to the complex and contextual nature of data in this paper, a computerized system is implemented for aiding the execution of the model and the process. The paper reports on an industrial case for a demonstration of the proposed work. Finally the paper compares the MPPA with related work to summarize the value and role it may play in the IPP context. 
Integrated projects planning in IS departments: A multi-period multi-project selection and assignment approach with a computerized implementation