Time–cost tradeoff (TCT) problem in project scheduling studies how to schedule project activities to achieve a tradeoff between project cost and project completion time. It gives project planners both challenges and opportunities to work out the best plan that optimizes time and cost to complete a project. In this paper, we present a novel method which examines the effects of project uncertainties on both, the duration as well as the cost of the activities. This method integrates a fuzzy logic framework with Hybrid Meta-Heuristic. Hybrid Meta-Heuristic (HMH) is an innovative approach which hybridizes a multiobjective genetic algorithm and simulated annealing. Integration of HMH and fuzzy logic is referred to as ‘integrated Fuzzy–HMH’. A rule based fuzzy logic framework brings up changes in the duration and the cost of each activity for the input uncertainties and HMH searches for Pareto-optimal front (TCT profile) for a given set of time–cost pair of each project activity. Two standard test problems from the literature are attempted using HMH. A case study of TCT problem is solved using integrated Fuzzy–HMH. The method solves time–cost tradeoff problems within an uncertain environment and carries out its sensitivity analysis. 
Integrated Fuzzy–HMH for project uncertainties in time–cost tradeoff problem