An Index for Measuring the Degree of Completeness of BIM-based Quantity Take-Off
Quantity take-off is one of the critical tasks that determine the cost of a construction project, and its result should be accurate and reliable. BIM-based quantity take-off is a very attractive process for practitioners since the quantity take-off can be done automatically in a fast and accurate way. However, the result of BIM-based quantity take-off can be varied depending on how BIM was modeled. As a project progresses, more detailed design information is getting available, and it can be expected that the degree of completeness and accuracy for the BIMbased quantity take-off is going to be improved as well. However, when estimation is performed at each stage of a project life-cycle, there is no way to measure or forecast how accurate of the quantity take-off result from the BIM data given at the current stage. Therefore, this research derived factors that affect the BIM-based quantity takeoff and developed a methodology and framework to measure and forecast the completeness of BIM-based quantity take-off. The measurement framework and index that are proposed by this research was verified and validated for their consistency and feasibility through six pilot projects.