GERENCIAMENTO DE PROJETOS DE SUBESTAÇÕES COLETORAS: UM ESTUDO DE CASO DA SUBESTAÇÃO COLETORA CACIMBAS
This article presents the results of a research that analyzes the project management of the Collecting Substation (SE) Cacimbas, located in the municipalities of Ubajara and Ibiapina, in the state of Ceará and belonging to the Wind Complex Bons Ventos da Serra 2 (BVS 2). The objective is to present the project management methodology and the use of the MS Project support software, during the conception of the planning and follow-up of the Work. The study is based on relevant bibliographies and field survey data. The survey results provide information on the planning preparation and follow-up data that support the importance of project management and the use of MS Project for site managers.