Effective Control Method of the Whole Process Project Cost Based on BIM
Engineering industry is one of the important industries in the process of economic development. In the aspect of project investment, how to achieve the expected effect with the minimum investment under the premise of ensuring the project quality has become the topic of common concern of all stakeholders. In view of the difficulty of the traditional project cost control which is not refined and time-consuming, this paper proposes an effective control method of the whole process project cost based on BIM. BIM technology is used to control the cost of the whole process of the project, so as to realize effective management and avoid out of control investment. Through the actual case, the results show that the method presented in this paper has obvious advantages in time consumption and estimation accuracy, and the satisfaction of management personnel, construction personnel and supervision personnel has reached more than 85%.