{"content":[{"text":"operations to ensure the best possible outcome is achieved in terms of flow rates from \n the well. They will also ensure the collection of all the key data required for JPR to \n apply for, and receive in the most expedient timeframe, approval from the government \n authorities to take the well from production testing into trial production.","bbox":{"left":0.117637,"top":0.124554,"width":0.7649600000000001,"height":0.06920899999999999}},{"text":"Next steps during this week will be:","bbox":{"left":0.117637,"top":0.20814,"width":0.308522,"height":0.019043000000000004}},{"text":" \n  \n  \n  \n  \n ","bbox":{"left":0.147072,"top":0.242668,"width":0.009017999999999998,"height":0.100993}},{"text":"Run in and tag the top of the cement plug (2970m) \n Pull out of hole with tubing \n Rig up and run casing scraper on the drill pipe in preparation for wireline logs \n Run wireline cement bond log and casing thickness log \n Run packer on the drill pipe to 2910m \n Conduct casing pressure test and confirm integrity – this will be performed by \n the government agency AK Beren \n Pull out of the hole with the packer \n Prepare to run completion tubing and setup up surface equipment prior to \n production test","bbox":{"left":0.176507,"top":0.241703,"width":0.6735869999999999,"height":0.17003999999999997}},{"text":" \n ","bbox":{"left":0.147072,"top":0.360173,"width":0.009017999999999998,"height":0.033797999999999995}},{"text":"Shareholders may recall that the zone of key interest runs from 2910 metres to 2950 \n metres and it is in this zone, the Jurassic XIII, that the original logs from the 1969 \n drilling campaign indicated a discovery.","bbox":{"left":0.117637,"top":0.423699,"width":0.764787,"height":0.05246299999999998}},{"text":"Commenting on this weeks progress, JPR Chairman Geoff Gander said, “This week has \n been one of consolidation as we lead up to what will be the most critical phase of this \n operation. David and Sergey Belov (AGR) will now be on site for the duration to direct \n the drilling contractor and our local staff as well as to ensure the surface equipment is \n all in place to manage the specific characteristics of oil found in the Mangistau.”","bbox":{"left":0.117637,"top":0.490539,"width":0.765105,"height":0.08602800000000005}},{"text":"As outlined in previous announcements, it is planned that the well will be put onto \n production testing for a maximum of three months and it is during this period that the \n Company must complete its production plans for the well and apply for approval to take \n the well into trial production. Trial production can then last up to three years (without \n extensions) during which the Company can and will sell the oil produced from the well \n into the export market. After trial production, the well moves into full production as per \n the licence that JPR has on Block 31.","bbox":{"left":0.117637,"top":0.590944,"width":0.7651049999999999,"height":0.11944600000000005}},{"text":"As also stated in earlier reports, the overall progress made on the NWZ 2 workover has \n been very encouraging and JPR will provide a further update on progress with the \n workover next week, unless an earlier update is deemed necessary. A picture of the \n workover rig in operation can be seen in Figure 1 below.","bbox":{"left":0.117637,"top":0.724268,"width":0.764663,"height":0.06920899999999996}}],"images_bbox":[],"images_bbox_not_text_overlap":[]}