{"content":[{"text":"Item 4.3 \n Page 2","bbox":{"left":0.845882,"top":0.045609,"width":0.060006000000000004,"height":0.031341999999999995}},{"text":"CAPACITY/CONGESTION RELIEF PROJECTS","bbox":{"left":0.094118,"top":0.089746,"width":0.44464200000000004,"height":0.017450000000000007}},{"text":"Traffic Management - ITS Phase 3 \n The project includes conduit and fiber optic cable at the following locations: \n • Lake Street from 1st Street to 2nd Street; \n • Lemmon Drive from North Virginia Street to US 395; and \n • Rock Boulevard from Greg Street to Prater Way.","bbox":{"left":0.094118,"top":0.125655,"width":0.6242909999999999,"height":0.09340699999999999}},{"text":"Also included in ITS Phase 3 is a Road Weather Information Sensor (RWIS) at Sharlands Avenue \n at Robb Drive. The weather sensors will detect ice on the road thereby alerting Reno Maintenance \n Crews that snowplow operations are required in the northwest. The project will install 20 \n Gridsmart Performance Packages. These are upgrades to existing Gridsmart detection systems and \n can detect/count pedestrian and bicycles. Titan Electrical Contracting, Inc. was awarded the \n construction contract on April 23, 2021. Construction is scheduled to begin July 6, 2021.","bbox":{"left":0.094138,"top":0.237926,"width":0.8118399999999999,"height":0.10821300000000003}},{"text":"Traffic Management - ITS Phase 4 \n The project includes conduit and fiber optic cable at the following locations: \n • Sharlands Avenue from Robb Drive to Mae Anne Avenue; \n • Double R Boulevard from South Meadows Parkway to Sandhill Road; \n • Geiger Grade from South Virginia Street to Veterans Parkway; \n • Prater Way from Pyramid Way to Sparks City Hall traffic center; \n • Feasibility studies for Dynamic Message Signs (DMS) and traveler information systems; \n and \n • ITS Master Plan update including a 5-year future ITS project list.","bbox":{"left":0.094118,"top":0.364898,"width":0.811788,"height":0.169468}},{"text":"Ninety percent (90%) plans are currently in development and scheduled for submittal July 2021. \n Kimley-Horn and Associates, Inc., has been awarded the contract for this project.","bbox":{"left":0.094138,"top":0.55323,"width":0.8117399999999999,"height":0.035633999999999943}},{"text":"North Valleys Package 3B \n Package 3B includes the addition of capacity to the right turn lane at North Virginia \n Street/Business 395. This project also includes improvements to two bus stop pads located within \n the project area, and associated access and drainage improvements. The project has advertised for \n construction bids and is anticipated to start construction in late summer 2021.","bbox":{"left":0.094097,"top":0.607625,"width":0.811902,"height":0.09018400000000004}},{"text":"Sparks Boulevard Project \n The project seeks to increase safety, increase roadway capacity, and improve bicycle and \n pedestrian facilities by widening Sparks Boulevard to six lanes between Greg Street and Baring \n Boulevard. Professional engineering services are underway with Atkins North America, Inc., \n performing environmental studies and preliminary design. The RTC, in cooperation with the City \n of Sparks, Nevada Department of Transportation (NDOT) and the Federal Highway \n Administration (FHWA) has initiated an Environmental Assessment (EA) to evaluate and \n document the proposed project’s potential impacts between the I-80 westbound ramps and Baring \n Boulevard.","bbox":{"left":0.094077,"top":0.716564,"width":0.812005,"height":0.16260699999999995}}],"images_bbox":[],"images_bbox_not_text_overlap":[]}