{"content":[{"text":"July 17th, 2020","bbox":{"left":0.804118,"top":0.096237,"width":0.17200399999999993,"height":0.023863999999999996}},{"text":"SAFETY:","bbox":{"left":0.03098,"top":0.150669,"width":0.063605,"height":0.015151999999999999}},{"text":"The health and safety of our staff and clients is always our top priority. CG Schmidt has taken steps to help \n prevent the spread of COVID-19 throughout our jobsite and the buildings we are working in. We have met \n with our subcontractors to inform them of the changes that we have made on site, including a 100% glove \n policy, mask policy (when working within six feet of other people). Hand sanitizer stations are also \n installed around the site for everyone’s use.","bbox":{"left":0.026706,"top":0.175152,"width":0.936309,"height":0.09515100000000001}},{"text":"WHAT YOU MAY NOTICE ON SITE IN THE NEXT WEEK:","bbox":{"left":0.034627,"top":0.283636,"width":0.430881,"height":0.015151999999999999}},{"text":"PLE \n • Begin flooring in the cave area","bbox":{"left":0.052784,"top":0.311389,"width":0.28450000000000003,"height":0.036060999999999954}},{"text":"ASA \n • Finish framing in second floor addition","bbox":{"left":0.523529,"top":0.30827,"width":0.35417,"height":0.03606100000000001}},{"text":"Site \n • Begin milling the student lot","bbox":{"left":0.052784,"top":0.36976,"width":0.26644799999999996,"height":0.03606100000000001}},{"text":"Pewaukee High School \n • Continue lobby framing","bbox":{"left":0.523529,"top":0.367361,"width":0.2252949999999999,"height":0.03606100000000001}},{"text":"PROGRESS SINCE LAST UPDATE:","bbox":{"left":0.026706,"top":0.432033,"width":0.256644,"height":0.015151999999999999}},{"text":"GOALS NEXT 2 WEEKS:","bbox":{"left":0.517091,"top":0.430821,"width":0.18356700000000004,"height":0.015151999999999999}},{"text":"PLE RENOVATION \n • Carpentry – Installed case work in the art rooms \n • Fire Protection – Continued sprinkler installation \n • Flooring – Installed flooring in 2nd grade corridor \n ASA Clark Remodel \n • HVAC – Finished installed air handling units in the \n mechanical room \n • Servery – Hoods installed in the servery \n • Framing – Began framing soffits on the 2nd floor \n Resource area \n INNOVATION ADDITION \n • HVAC – Continued installing ductwork \n • Glass – Glass for the skylight is installed \n • Iron Work – Began installing structural components \n of the corridor connecting the high school and new \n addition \n Pewaukee High School \n • Skylight – Glass installed \n • Iron Work – Installed roof over classroom H239 \n • Iron Work – Installed frame for entrance stairwell \n • Masonry – Continued reception block walls","bbox":{"left":0.026706,"top":0.465694,"width":0.466754,"height":0.41034200000000004}},{"text":"PLE \n - RENOVATION \n • Courtyard – Be significantly done with Courtyard \n work \n • Ceilings – Begin installing the ceilings in the \n Resource area \n • Ceilings – Finish installing ceilings in the 2nd grade \n corridor \n ASA \n - 6th GRADE ADDITION","bbox":{"left":0.508039,"top":0.463662,"width":0.4509989999999999,"height":0.193674}},{"text":"- INNOVATION ADDITION \n • Drywall – Begin drywalling 2nd floor soffits \n • Drywall – Finish first floor drywall in the new \n addition \n • Masonry – Finish exterior brick veneer \n • Masonry – Continue ASA courtyard veneer \n Pewaukee High School \n • Framing – Finish framing 2nd Floor Learning \n Commons \n • Demolition – Substantially complete with demo \n • Drywall – Finish drywalling lobby","bbox":{"left":0.508039,"top":0.680366,"width":0.435835,"height":0.21336200000000005}}],"images_bbox":[],"images_bbox_not_text_overlap":[]}