{"content":[{"text":"Series \n Profile \n Project","bbox":{"left":0.024242,"top":0.062938,"width":0.05351499999999999,"height":0.191643}},{"text":"Outflow Sample Station \n Upgrades Project \n Client \n BHP Billiton Iron Ore \n Project Location \n Nelson Point, Port Hedland, Western Australia \n Scope \n The scope was to complete a definition phase study \n (DPS) including detailed design and shop detailing \n for the BHP Billiton Outflow Sample Station Upgrades \n project. The sample stations designed form part of the \n North Yard and South Yard shiploading circuits at the \n port. \n Business Objective \n The objective of this project was to provide the client \n with a robust design and cost estimate to allow \n the project to tollgate into execution, handing over \n detailed drawings to the contractor and fabricator \n once the execution funds were released. Due to the \n installation of the sample stations being shutdown \n dependent there was a strict timeline for the work to \n be completed. \n Challenges to Overcome \n The project budget was constrained and required a \n redesign. Due to the restricted schedule, this was an \n incredible challenge to complete a nine month process \n in six months. The project team were required to break \n down the work into smaller packages and engage \n multiple contractors to complete the work on time.","bbox":{"left":0.092718,"top":0.329166,"width":0.407307,"height":0.542878}},{"text":"Demonstrated Capabilities \n • Delivered on our ‘value’ promise through \n exceptional capital cost savings of $25m for \n the client. \n • Successful execution of a definition phase \n study, detailed design and shop detailing for \n two sample station upgrades in the Pilbara. \n • Coordination and completion of a project within \n an accelerated six month time frame.","bbox":{"left":0.548743,"top":0.326711,"width":0.3809720000000001,"height":0.160009}},{"text":"Smarts \n Additional resources were employed to allow for an \n accelerated program. Internal and external review \n periods were closely monitored to ensure deliverables \n were progressing constantly. Knowledge gained from \n the original design were used wherever possible to \n ensure speed of delivery and lessons learnt previously \n were captured. \n Project Outcome \n The project was delivered on time, which was extremely \n important to the client. The redesign work carried \n out by Engenium resulted in a capital cost saving of \n approximately $25 million to the client. \n Want To Know More? \n For more information please contact our Perth office \n on +61 (0)8 6460 0300, email info@engenium.com.au, \n or visit our website www.engenium.com.au.","bbox":{"left":0.523809,"top":0.518993,"width":0.404786,"height":0.291285}}],"images_bbox":[{"left":0.081627,"top":-0.001306,"width":0.920276,"height":0.315745}],"images_bbox_not_text_overlap":[{"left":0.081627,"top":-0.001306,"width":0.920276,"height":0.315745}]}