{"content":[{"text":"26 October 2009 \n Weekly update on NWZ 2 well workover","bbox":{"left":0.117637,"top":0.270492,"width":0.645581,"height":0.055852999999999986}},{"text":"Key Points:","bbox":{"left":0.117637,"top":0.369255,"width":0.111142,"height":0.01908500000000002}},{"text":" \n  \n  \n  \n ","bbox":{"left":0.147072,"top":0.401005,"width":0.009017999999999998,"height":0.09429700000000002}},{"text":"Workover rig reached the target depth of 3037m (change from 3046m) \n Tagged top of cement plug and carried out well clean out \n Ran wireline logs to target depth \n Ran in hole tubing to 3037m \n New cement plug was set from 2970m to 3037m to cover non \n producing perforations that were made when the original well was \n drilled \n Currently waiting on cement to set \n AGR and David Thorpe now back on site for the key process of \n perforation and full production test","bbox":{"left":0.176507,"top":0.400109,"width":0.705958,"height":0.19267499999999999}},{"text":" \n ","bbox":{"left":0.147072,"top":0.536114,"width":0.009017999999999998,"height":0.03622000000000003}},{"text":"The Board of Jupiter Energy Limited (ASX: JPR) is pleased to provide shareholders with \n its scheduled weekly update on the North West Zhetybai 2 (NWZ 2) well workover.","bbox":{"left":0.117637,"top":0.623654,"width":0.7649440000000001,"height":0.03578800000000004}},{"text":"The workover is continuing to progress to plan and no unanticipated events have \n occurred to date. The rig reached the final cement plug located at 3037 metres \n (originally reported as 3046 metres) during the week and the well was cleaned out to \n this depth (3037m). Wireline logging was performed (gamma ray log and thermal log) \n and the contractor then set a cement plug from 2970m to 3037m to cover non \n producing perforations made when the well was originally drilled in 1969. As at Sunday \n afternoon (Aktau time) the workover team was waiting for the cement to set.","bbox":{"left":0.117637,"top":0.67389,"width":0.7648870000000001,"height":0.11937500000000001}},{"text":"The workover has now reached what will be the critical phase of the entire operation. \n AGR’s representative is on site and JPR’s David Thorpe will be on site early this week \n having left for Kazakhstan over the weekend. Both these gentlemen will direct","bbox":{"left":0.117639,"top":0.807642,"width":0.764783,"height":0.05253500000000011}}],"images_bbox":[],"images_bbox_not_text_overlap":[]}