{"content":[{"text":"Life TogeTher \n Week of July 18, 2021 \n Vol 68 \n Real Faith For Real Life \n �This�Week \n building faith Despite storms, work continued both \n f rward \n inside and outside on the building site. \n Weather happens, so flexibility is key! \n Construction Update! \n Brand Safway delivered and erected \n temporary shoring below the existing \n concrete floor in the main sanctuary. \n The metal stud framing for the barreled ceiling of \n Cornerstone Plumbing worked on new roof drains and overflow \n the porte cochere has just begun \n piping on the two lower roof sections. Roofers will begin this week. \n Crown Carpentry increased their crew size and have been \n busy all around the project, but they focused on layout/ \n framing of the new walls and ceilings in the area of the new \n main entrance. \n Design Build Fire Protection worked throughout the \n building site, but focused on the north side of the project. \n I.T. Connect worked within the church to finalize network \n design elements. They created a final design for all hardware \n A glance at the new sanctuary area's lofty ceiling \n components and a plan that can be shared with the \n construction team. \n JC Building Systems assisted with construction cleaning. \n Lyons Electric worked throughout the project roughing in \n metal conduit and cabling within the metal stud walls. Their \n work also continued on re-feeding existing circuits. \n masterfoam wrapped up the last of the areas they can reach \n in the sanctuary attic. They'll return this week to finish work \n on the sanctuary addition. \n Nations Roofing worked on the final new flat roof \n This is normally a busy new opening at the site, with people \n installation on either side of the sanctuary addition. \n busy framing, hammering, cutting, welding . . . you name it! \n Northern Concrete set and poured the concrete topping in \n the sanctuary addition. This topping creates the level surface over the precast plank. It is the final concrete floor of \n the sanctuary and will later carry the raised stage floor of \n the chancel. \n Paun Construction continued working on the brick \n veneer, though the rain did hamper their progress. The \n focus has been on the lower level brick around the new \n windows in the commons as well as the veneer on the \n sanctuary addition. \n Pure Mechanical continued work fabricating and \n installing the new ductwork and duct insulation. \n Metal studs installed for the office walls in the admin area","bbox":{"left":0.030556,"top":0.001637,"width":0.939936,"height":0.905981}},{"text":"FPLC Summer Office Hours \n Monday–Thursday from 9 am–2 pm","bbox":{"left":0.04766,"top":0.929034,"width":0.306919,"height":0.03753200000000001}},{"text":"See our webpage for all information \n regarding virtual worship, outreach, \n and children & youth programs. Click →","bbox":{"left":0.380065,"top":0.926692,"width":0.329013,"height":0.051364000000000076}},{"text":"Fox Point Church","bbox":{"left":0.788666,"top":0.93802,"width":0.16958600000000013,"height":0.02809600000000001}}],"images_bbox":[{"left":0.727352,"top":0.93291,"width":0.054564,"height":0.043155},{"left":0.578649,"top":0.110208,"width":0.39301,"height":0.145479},{"left":0.541427,"top":0.508577,"width":0.430141,"height":0.149572},{"left":0.032935,"top":0.312026,"width":0.431754,"height":0.138947},{"left":0.033905,"top":0.740742,"width":0.441554,"height":0.148422}],"images_bbox_not_text_overlap":[{"left":0.727352,"top":0.93291,"width":0.054564,"height":0.043155},{"left":0.578649,"top":0.110208,"width":0.39301,"height":0.145479},{"left":0.541427,"top":0.508577,"width":0.430141,"height":0.149572},{"left":0.032935,"top":0.312026,"width":0.431754,"height":0.138947},{"left":0.033905,"top":0.740742,"width":0.441554,"height":0.148422}]}