section_path: Development history/Testing
section_name: Testing
paragraph_text: Testing
  
  The original NASA COTS contract called for the first demonstration flight in September 2008, and the completion of all three demonstration missions by September 2009. In February 2008, the date slipped into the first quarter of 2009. According to Musk, complexity and Cape Canaveral regulatory requirements contributed to the delay.
  
  The first multi-engine test (two engines firing simultaneously, connected to the first stage) was completed in January 2008. Successive tests led to a 178-second (mission length), nine engine test-fire in November 2008. In October 2009, the first flight-ready all-engine test fire was at its test facility in McGregor, Texas. In November, SpaceX conducted the initial second stage test firing, lasting forty seconds. In January 2010, a 329-second (mission length) orbit-insertion firing of the second stage was conducted at McGregor.
  
  The elements of the stack arrived at the launch site for integration at the beginning of February 2010. The flight stack went vertical at Space Launch Complex 40, Cape Canaveral, and in March, SpaceX performed a static fire test, where the first stage was fired without launch. The test was aborted at T−2 due to a failure in the high-pressure helium pump. All systems up to the abort performed as expected, and no additional issues needed addressing. A subsequent test on March 13 fired the first-stage engines for 3.5 seconds.