section_path: Development/Pre-flight ground testing
section_name: Pre-flight ground testing
paragraph_text: Pre-flight ground testing
  
  As Boeing worked with its suppliers toward production, the design proceeded through a series of test goals. On August 23, 2007, a crash test involving a vertical drop of a partial composite fuselage section from about 15 ft (4.6 m) onto a 1 in (25 mm) -thick steel plate occurred in Mesa, Arizona; the results matched predictions, allowing modeling of various crash scenarios using computational analysis instead of further physical tests. While critics had expressed concerns that a composite fuselage could shatter and burn with toxic fumes during crash landings, test data indicated no greater toxicity than conventional metal airframes. The crash test was the third in a series of demonstrations conducted to match FAA requirements, including additional certification criteria due to the wide-scale use of composite materials. The 787 meets the FAA's requirement that passengers have at least as good a chance of surviving a crash landing as they would with current metal airliners.
  
  On August 7, 2007, on-time certification of the Rolls-Royce Trent 1000 engine by European and US regulators was received. The alternative GE GEnx-1B engine achieved certification on March 31, 2008. On June 20, 2008, the first aircraft was powered up, for testing the electrical supply and distribution systems. A non-flightworthy static test airframe was built; on September 27, 2008, the fuselage was successfully tested at 14.9 psi (103 kPa) differential, which is 150 percent of the maximum pressure expected in commercial service. In December 2008, the 787's maintenance program was passed by the FAA.
  
  On May 3, 2009, the first test 787 was moved to the flight line following extensive factory testing, including landing gear swings, systems integration verification, and a total run-through of the first flight. On May 4, 2009, a press report indicated a 10–15% range reduction, about 6,900 nmi (12,800 km; 7,900 mi) instead of the originally promised 7,700 to 8,200 nautical miles (14,300 to 15,200 km; 8,900 to 9,400 mi), for early aircraft that were about 8% overweight. Substantial redesign work was expected to correct this, which would complicate increases in production rates; Boeing stated the early 787-8s would have a range of almost 8,000 nmi (15,000 km; 9,200 mi). As a result, some airlines reportedly delayed deliveries of 787s to take later planes that may be closer to the original estimates. Boeing expected to have the weight issues addressed by the 21st production model.
  
  On June 15, 2009, during the Paris Air Show, Boeing said that the 787 would make its first flight within two weeks. On June 23, the first flight was postponed due to structural reasons. Boeing provided an updated 787 schedule on August 27, 2009, with the first flight planned to occur by the end of 2009 and deliveries to begin at the end of 2010. The company expected to write off US$2.5 billion because it considered the first three Dreamliners built unsellable and suitable only for flight tests. On October 28, 2009, Boeing selected Charleston, SC as the site for a second 787 production line, after soliciting bids from multiple states. On December 12, 2009, the first 787 completed high-speed taxi tests, the last major step before flight.