Enemalta has decided that it will not accept a partial hand-over of the Delimara power station extension from BWSC and will only accept the full hand-over once a steam turbine, which suffered major damage a week ago is re-installed and full reliability tests are run, Finance Minister Tonio Fenech and the chairman of Enemalta Louis Giordemaina said this morning. Mr Fenech said the damage could delay the project for up to six months, but Enemalta will not accept a partial hand-over involving the diesel engines. He said the plant had run reliably for 30 days but it will now not be able to operate once the damaged turbine is removed. The corporation will not accept a partial take-over and will insist on new complete reliability runs once the turbine is re-installed. Mr Fenech said penalties would be imposed on manufacturer BWSC and the government had taken legal action. In terms of the contract it would seek