How does the schedule account for the interdependency between tying reinforcing steel and placing wall forms?
The schedule indicates a starttostart lag of one day for tying reinforcing steel, allowing it to begin one day after wall forming starts. Additionally, it specifies a finishtofinish dependency of 1, ensuring that placing wall forms cannot finish until one day after completing reinforcing steel placement.